en-gb	These notes refer to the Infrastructure (Wales) Act 2024 (asc 3) which received Royal Assent on 3 June 2024 
cy-gb	Mae’r nodiadau hyn yn cyfeirio at Ddeddf Seilwaith (Cymru) 2024 (dsc 3) a gafodd y Cydsyniad Brenhinol ar 3 Mehefin 2024 

en-gb	________________
cy-gb	________________

en-gb	INFRASTRUCTURE (WALES) ACT 2024
cy-gb	DEDDF SEILWAITH (CYMRU) 2024

en-gb	1.
cy-gb	1.

en-gb	EXPLANATORY NOTES
cy-gb	NODIADAU ESBONIADOL

en-gb	INTRODUCTION
cy-gb	CYFLWYNIAD

en-gb	These Explanatory Notes are for the Infrastructure (Wales) Act 2024 (“the Act”) which was passed by Senedd Cymru on 16 April 2024 and received Royal Assent on 3 June 2024.
cy-gb	Mae’r Nodiadau Esboniadol hyn ar gyfer Deddf Seilwaith (Cymru) 2024 (“y Ddeddf”)  a  basiwyd  gan  Senedd  Cymru  ar  16  Ebrill  2024  ac  a  gafodd  y Cydsyniad Brenhinol ar 3 Mehefin 2024.

en-gb	They have been prepared by the Planning Directorate of the Welsh Government in order to assist the reader of the Act.
cy-gb	Fe’u lluniwyd gan Gyfarwyddiaeth Gynllunio Llywodraeth Cymru er mwyn cynorthwyo’r sawl sy’n darllen y Ddeddf.

en-gb	The Explanatory Notes should be read in conjunction with the Act but are not part of it.
cy-gb	Dylid darllen y Nodiadau Esboniadol ar y cyd â’r Ddeddf ond nid ydynt yn rhan ohoni.

en-gb	SUMMARY AND BACKGROUND
cy-gb	CRYNODEB A’R CEFNDIR

en-gb	The Act reformshow infrastructure is consented in Wales.
cy-gb	Mae’r Ddeddf yn diwygio sut y rhoddir cydsyniad i seilwaith yng Nghymru.

en-gb	It establishes a unified infrastructure consenting process called an Infrastructure Consent for specified types  of  major  infrastructure  both  onshore  and  offshore,  called  Significant Infrastructure Projects.
cy-gb	Mae’n sefydlu proses cydsynio seilwaith unedig o’r enw Cydsyniad Seilwaith ar gyfer mathau penodedig o seilwaith mawr ar y tir ac ar y môr, o’r enw Prosiectau Seilwaith Arwyddocaol.

en-gb	1
cy-gb	1

en-gb	These, in the main, comprise of energy, transport, waste, water and gas projects.
cy-gb	Mae’r rhain, ar y cyfan, yn brosiectau ynni, prosiectau trafnidiaeth, prosiectau trin gwastraff, prosiectau dŵr a phrosiectau nwy.

en-gb	The Infrastructure Consent replaces, either fully or partially, a number of existing statutory regimes for the consenting of Significant Infrastructure Projects and rationalises the number of authorisations required to construct and operate a Significant Infrastructure Project into a single consent.
cy-gb	Mae’r Cydsyniad Seilwaith yn disodli, naill ai’n gyfan gwbl neu’n rhannol, nifer o gyfundrefnau  statudol  presennol  ar  gyfer  cydsynio  i  Brosiectau  Seilwaith Arwyddocaol,  ac  mae’n  rhesymoli  nifer  yr  awdurdodiadau  sy’n  ofynnol  i adeiladu a gweithredu Prosiect Seilwaith Arwyddocaol mewn un cydsyniad.

en-gb	A  consultation  paper,  Changes  to  the  consenting  of  infrastructure:
cy-gb	Cyhoeddwyd papur ymgynghori, Newidiadau i'r broses o roi caniatâd seilwaith:

en-gb	Towards establishing a bespoke infrastructure consenting process in Wales, was published on 30 April 2018 and sets out the main principles of the Act.
cy-gb	Tuag at sefydlu proses bwrpasol ar gyfer rhoi caniatâd seilwaith yng Nghymru, ar 30 Ebrill 2018 sy’n nodi prif egwyddorion y Ddeddf.

en-gb	The consultation closed on 23 July 2018 and the Government’s response to the consultation was issued in November 20181.
cy-gb	Daeth yr ymgynghoriad i ben ar 23 Gorffennaf 2018 a chyhoeddwyd ymateb y Llywodraeth i’r ymgynghoriad ym mis Tachwedd 20181.

en-gb	The responses to the consultation were used to inform development of the Act.
cy-gb	Defnyddiwyd yr ymatebion i’r ymgynghoriad i lywio datblygiad y Ddeddf.

en-gb	There are three defined terms in the Act that are particularly important for the purposes of the descriptions of Significant Infrastructure Projects in Part 1. These terms are “development” (see section 133), “Wales” and “Welsh marine area” (see section 143).
cy-gb	Ceir tri o dermau a ddiffinnir yn y Ddeddf sy’n arbennig o bwysig at ddibenion y disgrifiadau o Brosiectau Seilwaith Arwyddocaol yn Rhan 1, sef “datblygiad” (gweler adran 133), “Cymru” ac “ardal forol Cymru” (gweler adran 143).

en-gb	The Act contains 148 sections arranged in 9 Parts, and 3 Schedules.
cy-gb	Mae’r Ddeddf yn cynnwys 148 o adrannau sydd wedi eu trefnu’n 9 Rhan, a 3 Atodlen.

en-gb	COMMENTARY ON SECTIONS
cy-gb	SYLWEBAETH AR YR ADRANNAU

en-gb	Section 2 states the circumstances in which electricity infrastructure will be a Significant Infrastructure Project. These are:
cy-gb	Mae adran 2 yn datgan yr amgylchiadau y bydd seilwaith trydan yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	Part 1 – Significant infrastructure project
cy-gb	Rhan 1 – Prosiectau Seilwaith Arwyddocaol

en-gb	Part 1 of the Act defines the meaning of Significant Infrastructure Projects and the qualifying projects which will be subject to this consenting process.
cy-gb	Mae Rhan 1 o’r Ddeddf yn diffinio ystyr Prosiectau Seilwaith Arwyddocaol a’r prosiectau cymwys a fydd yn ddarostyngedig i’r broses gydsynio hon.

en-gb	2 Update to Future Wales - The National Plan 2040 (gov.wales).
cy-gb	2 Cymru'r Dyfodol: Y Cynllun Cenedlaethol 2040 (llyw.cymru).

en-gb	1 Changes to the approval of infrastructure development | GOV.WALES.
cy-gb	1 Newidiadau i gymeradwyo gwaith datblygu'r seilwaith | LLYW.CYMRU.

en-gb	Section 3 states the circumstances in which development related to liquified natural gas facilities will be a Significant Infrastructure Project. These are:
cy-gb	Mae adran 3 yn datgan yr amgylchiadau y bydd datblygiad sy’n ymwneud â chyfleuster nwy naturiol hylifedig yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	Key term
cy-gb	Term allweddol

en-gb	Section 1 – Meaning of “significant infrastructure project”
cy-gb	Adran 1 – Ystyr “prosiect seilwaith arwyddocaol”

en-gb	Section 4 states the circumstances in which development related to gas reception facilities will be a Significant Infrastructure Project. These are:
cy-gb	Mae adran 4 yn datgan yr amgylchiadau y bydd datblygiad sy’n ymwneud â chyfleusterau derbyn nwy yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	Section 1 provides that development is a “Significant Infrastructure Project” if it falls within one of three categories.
cy-gb	Mae adran 1 yn darparu bod datblygiad yn “Prosiect Seilwaith Arwyddocaol” os yw’n dod o fewn un o blith tri o gategorïau.

en-gb	In order to be a Significant Infrastructure Project, projects must:
cy-gb	Er mwyn bod yn Brosiect Seilwaith Arwyddocaol, rhaid i brosiectau:

en-gb	 be a development that is specified in Part 1 of the Act as a “significant infrastructure project”,
cy-gb	 fod yn ddatblygiad a bennir yn “prosiect seilwaith arwyddocaol” yn Rhan 1 o’r Ddeddf,

en-gb	 be specified in a direction made by the Welsh Ministers under section 22, or
cy-gb	 bod wedi eu pennu mewn cyfarwydd a wneir gan Weinidogion Cymru o dan adran 22, neu

en-gb	 be  specified  as  a  Significant  Infrastructure  Project  in  the  National Development  Framework  for  Wales  that  the  Welsh  Ministers  are required to make under section 60(3) of the Planning and Compulsory Purchase Act 2004 (the “2004 Act”).
cy-gb	 bod wedi eu pennu yn Brosiect Seilwaith Arwyddocaol yn Fframwaith Datblygu  Cenedlaethol  Cymru,  sef  fframwaith  y  mae’r  ofynnol  i Weinidogion Cymru ei wneud o dan adran 60(3) o Ddeddf Cynllunio a Phrynu Gorfodol 2004 (“Deddf 2004”).

en-gb	Section 5 states the circumstances in which hydraulic fracturing for oil and gas and coal gasification will be a Significant Infrastructure Project. These are:
cy-gb	Mae adran 5 yn datgan yr amgylchiadau y bydd hollti hydrolig am olew a nwy a nwyeiddio glo yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	At the time of the Act receiving Royal Assent, the published framework under the 2004 Act is titled “Future Wales: the National Plan 2040”2.
cy-gb	Ar yr adeg y mae’r Ddeddf yn cael y Cydsyniad Brenhinol, enw’r fframwaith cyhoeddedig o dan Ddeddf 2004 yw “Cymru’r Dyfodol: y Cynllun Cenedlaethol 2040”2.

en-gb	This iteration of the  framework  does  not  specify  projects  as  being  significant  infrastructure projects for the purposes of the Act, but replacement frameworks may do so.
cy-gb	Nid yw’r fersiwn hon o’r fframwaith yn pennu prosiectau yn rhai sy’n brosiectau   seilwaith   arwyddocaol   at   ddibenion   y   Ddeddf,   ond   caiff fframweithiau sy’n disodli’r fframwaith hwnnw wneud hynny.

en-gb	These notes refer to the Infrastructure (Wales) Act 2024 (asc 3) which received Royal Assent on 3 June 2024
cy-gb	Mae’r nodiadau hyn yn cyfeirio at Ddeddf Seilwaith (Cymru) 2024 (dsc 3) a gafodd y Cydsyniad Brenhinol ar 3 Mehefin 2024

en-gb	Energy
cy-gb	Ynni

en-gb	 the Welsh Ministers will be the highway authority for the highway;  the highway will be a continuous length of more than 1 kilometre.
cy-gb	 pan mai Gweinidogion Cymru fydd yr awdurdod priffyrdd ar gyfer y briffordd;  pan fydd y briffordd yn briffordd ddi-dor o fwy nag 1 cilometr o hyd.

en-gb	Section 2 – Electricity infrastructure
cy-gb	Adran 2 – Y seilwaith trydan

en-gb	 the construction of a generating station (other than a wind generating station) in Wales or the Welsh marine area, where it is expected to have an  installed  generating  capacity   of   between  50MW  and  350MW (inclusive);
cy-gb	 adeiladu gorsaf gynhyrchu (heblaw gorsaf ynni gwynt) yng Nghymru neu  yn  ardal  forol  Cymru,  pan  ddisgwylir  y  bydd  ganddi  gapasiti cynhyrchu gosodedig o rhwng 50MW a 350MW (yn gynhwysol);

en-gb	 the alteration or extension of a generating station (other than a wind generating station) in Wales or the Welsh marine area, where its effect is to increase the installed generating capacity by at least 50MW, however, the  effect  of  the  extension  must  not  increase  the  overall  generating capacity beyond 350MW;
cy-gb	 addasu neu estyn gorsaf gynhyrchu (heblaw gorsaf ynni gwynt) yng Nghymru neu yn ardal forol Cymru, pan ddisgwylir mai effaith hynny fydd  cynyddu’r  capasiti  cynhyrchu  gosodedig  50MW  o  leiaf,  fodd bynnag, ni chaniateir i effaith yr estyniad gynyddu’r capasiti cynhyrchu cyfan y tu hwnt i 350MW;

en-gb	 the railway will start, end and remain in Wales, the railway will be part of a network operated by an approved operator, 
cy-gb	pan fydd y rheilffordd yn dechrau, yn gorffen ac yn aros yng Nghymru, pan  fydd  y  rheilffordd  yn  rhan  o  rwydwaith  a  weithredir  gan weithredwr a gymeradwywyd,

en-gb	 the  construction  of  a  wind  generating  station  in  Wales,  where  it  is expected to have an installed generating capacity of at least 50MW;
cy-gb	 adeiladu gorsaf ynni gwynt yng Nghymru, y disgwylir y bydd ganddi gapasiti cynhyrchu gosodedig o 50MW o leiaf;

en-gb	the alteration or extension of a wind generating station in Wales, where its effect is to increase the installed generating capacity by at least 50MW;
cy-gb	 addasu neu estyn gorsaf ynni gwynt yng Nghymru, pan ddisgwylir mai effaith hynny fydd cynyddu’r capasiti cynhyrchu gosodedig 50MW o leiaf;

en-gb	 the installation of above ground electric lines in Wales associated with the construction, extension or alteration of a generating station which is a Significant Infrastructure Project which are expected to have a nominal voltage of 132KV and a minimum length of 2km (to the extent they are in Wales).
cy-gb	 gosodllinellau trydan uwchben y ddaear yng Nghymru sy’n gysylltiedig ag adeiladu, estyn neu addasu gorsaf gynhyrchu sy’n Brosiect Seilwaith Arwyddocaol y disgwylir y bydd ganddynt foltedd enwol o 132KV ac y byddant yn 2 gilomedr o hyd o leiaf (i’r graddau y maent yng Nghymru).

en-gb	Section 3 – Liquified natural gas facilities
cy-gb	Adran 3 – Cyfleusterau nwy naturiol hylifedig

en-gb	This section does not apply to the construction or alteration of a railway to the extent that the railway forms part of a rail freight interchange (see section 9).
cy-gb	Nid yw’r adran hon yn gymwys i adeiladu neu addasu rheilffordd i’r graddau y bo’r rheilffordd yn ffurfio rhan  o gyfnewidfa nwyddau rheilffordd (gweler adran 9).

en-gb	Section 9 specifies the circumstances when the construction of a rail freight interchange is a Significant Infrastructure Project. These are:
cy-gb	Mae adran 9 yn pennu’r amgylchiadau y mae adeiladu cyfnewidfa nwyddau rheilffordd yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	 for the construction of a facility in Wales or the Welsh marine area, the storage capacity is expected to be at least 43 million standard cubic metres or have a maximum flow rate of at least 4.5 million standard cubic metres per day;
cy-gb	 ar gyfer adeiladu cyfleusteryng Nghymruneu ynardal forol Cymru, pan ddisgwylir i gynhwysedd storio’r cyfleuster fod yn 43 o filiynau o fetrau ciwbig safonol o leiaf neu os disgwylir i gyfradd llif uchaf y cyfleuster fod yn 4.5 miliwn metr ciwbig safonol y diwrnod o leiaf;

en-gb	 for the alteration of a facility in Wales or the Welsh marine area, the existing storage capacity is expected to increase by at least 43 million standard cubic metres or by a maximum flow rate of at least 4.5 million standard cubic metres more per day.
cy-gb	 ar gyfer addasu cyfleuster yng Nghymru neu yn ardal forol Cymru, pan ddisgwylir i gynhwysedd storio presennol y cyfleuster gynyddu 43 o filiynau o fetrau ciwbig safonol o leiaf neu os disgwylir i gyfradd llif uchaf y cyfleuster gynyddu 4.5 miliwn metr ciwbig safonol y diwrnod o leiaf.

en-gb	the rail freight interchange must be part of the railway network in Wales, the rail freight interchange must include warehouses to which goods can be delivered from the railway network in Wales either directly or by means of another form of transport, and
cy-gb	 rhaid i’r gyfnewidfa nwyddau rheilffordd fod yn rhan o’r rhwydwaith rheilffyrdd yng Nghymru,  rhaid i’r gyfnewidfa nwyddau rheilffordd gynnwys warysau y gellir danfon nwyddau iddynt o’r rhwydwaith rheilffyrdd yng Nghymru naill ai yn uniongyrchol neu drwy gyfrwng math arall o drafnidiaeth, a

en-gb	Section 4 – Gas reception facilities
cy-gb	Adran 4 – Cyfleusterau derbyn nwy

en-gb	This section also specifies the circumstances when the alteration of a rail freight interchange is a Significant Infrastructure Project. These are:
cy-gb	Mae’r adran hon hefyd yn pennu’r amgylchiadau y mae addasu cyfnewidfa nwyddau rheilffordd yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	 the construction of a gas reception facility in Wales or the Welsh marine area where the maximum flow rate of the facility is expected to exceed 4.5 million standard cubic metres per day;
cy-gb	 adeiladu cyfleuster derbyn nwy yng Nghymru neu yn ardal forol Cymru pan ddisgwylir i gyfradd llif uchaf y cyfleuster fod yn fwy na 4.5 miliwn metr ciwbig safonol y diwrnod;

en-gb	the rail freight interchange must be part of the railway network in Wales; the rail freight interchange must include warehouses to which goods can be delivered from the railway network in Wales either directly or by means of another form of transport;
cy-gb	 rhaid i’r gyfnewidfa nwyddau rheilffordd fod yn rhan o’r rhwydwaith rheilffyrdd yng Nghymru;  rhaid i’r gyfnewidfa nwyddau rheilffordd gynnwys warysau y gellir danfon nwyddau iddynt o’r rhwydwaith rheilffyrdd yng Nghymru naill ai yn uniongyrchol neu drwy gyfrwng math arall o drafnidiaeth;

en-gb	 the alteration of a gas reception facility where the maximum flow rate of the existing facility is expected to increase by at least 4.5 million standard cubic metres per day.
cy-gb	 addasu cyfleuster derbyn nwy pan ddisgwylir i gyfradd llif uchaf y cyfleuster presennol gynyddu 4.5 miliwn metr ciwbig safonol y diwrnod o leiaf.

en-gb	 the rail freight interchange must not be part of a military establishment;  the alteration must increase by at least 60 hectares the area of the land on which the rail freight interchange is situated.
cy-gb	 ni chaiff y gyfnewidfa nwyddau rheilffordd fod yn rhan o sefydliad milwrol;  rhaid i’r addasiad gynyddu arwynebedd y tir y lleolir y gyfnewidfa nwyddau rheilffordd arno 60 o hectarau o leiaf.

en-gb	In addition, subsection (3) specifies that to qualify as a Significant Infrastructure Project, —
cy-gb	Yn ogystal, mae is-adran (3) yn pennu, er mwyn bod yn gymwys i fod yn Brosiect Seilwaith Arwyddocaol—

en-gb	Section 10 specifies the circumstances when the construction of a harbourfacility is a Significant Infrastructure Project. These are:
cy-gb	Mae adran 10 yn pennu’r amgylchiadau y bydd adeiladu cyfleusterau harbwr yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	the gas reception facility must not handle gas that originates in Wales, England, or Scotland, the territorial sea adjacent to those territories or the Renewable Energy Zone.
cy-gb	na chaniateir i’r cyfleuster derbyn nwy drin nwy sy’n tarddu o Gymru, Lloegr, neu’r Alban, y môr tiriogaethol sy’n gyfagos at y tiriogaethau hynny, neu’r Parth Ynni Adnewyddadwy.

en-gb	the project will not be, or will not form part of, a reserved trust port, and the project can handle the embarkation or disembarkation of at least the relevant quantity of material per year.
cy-gb	 na fydd y prosiect yn borthladd ymddiriedolaeth a gedwir yn ôl, nac yn ffurfio rhan o borthladd ymddiriedolaeth a gedwir yn ôl, a  bod y prosiect yn gallu trin llwytho neu ddadlwytho y swm perthnasol o ddeunydd y flwyddyn o leiaf.

en-gb	The “Renewable Energy Zone” is the area of the sea outside the territorial sea of the United Kingdom where the UK has exploitation rights for energy production under the United Nations Convention on the Law of the Sea 1982 (Cmnd 8941);
cy-gb	Y “Parth Ynni Adnewyddadwy” yw’r ardal o’r môr y tu hwnt i fôr tiriogaethol y Deyrnas Unedig lle y mae gan y DU hawliau elwa ar gyfer cynhyrchu ynni o dan Gonfensiwn y Cenhedloedd Unedig ar Gyfraith y Môr 1982 (Cmnd 8941);

en-gb	 the gas handled by the facility must not have arrived at the facility from England or Scotland, and must not have already been handled at another facility after its arrival in Wales or the marine area.
cy-gb	 na chaniateir i’r nwy a gaiff ei drin gan y cyfleuster fod wedi cyrraedd y cyfleuster oLoegr neu’r Alban, ac na chaiff fodwedi ei drin eisoes mewn cyfleuster arall ar ôl iddo gyrraedd Cymru neu’r ardal forol.

en-gb	Section 5 – Hydraulic fracturing for oil and gas and coal gasification
cy-gb	Adran 5 – Hollti hydrolig am olew a nwy a nwyeiddio glo

en-gb	Section 11 specifies the circumstances when the construction of an airport in Wales or the Welsh marine area is a Significant Infrastructure Project. These are:
cy-gb	Mae adran 11 yn pennu’r amgylchiadau y mae adeiladu maes awyr sydd yng Nghymru  neu  yn  ardal  forol  Cymru  yn  Brosiect  Seilwaith  Arwyddocaol odanynt, sef:

en-gb	 development that is the exploration, appraisal or production of coal bed methane or shale oil or gas using unconventional extraction techniques including hydraulic fracturing in Wales or the Welsh marine area, except for  exploratory  boreholes  which  do not  involve  the  carrying  out  of hydraulic fracturing, and
cy-gb	 datblygiad fforio, arfarnu neu gynhyrchu methan haen lo, olew siâl neu nwy siâl gan ddefnyddio dulliau cloddio anghonfensiynol, gan gynnwys hollti  hydrolig  yng  Nghymru  neu  yn  ardal  forol  Cymru,  ac  eithrio gwneud tyllau turio fforiol nad yw’n golygu cynnal hollti hydrolig, a

en-gb	 development  that  is  the  gasification  of  coal  in  the  strata,  with  the exclusion of the drilling of boreholes solely for the  purpose of core sampling.
cy-gb	 datblygiad nwyeiddio glo yn y strata, ac eithrio gwneud tyllau turio fforiol at ddiben samplu creiddiol.

en-gb	The section also specifies the circumstances when the alteration of an airport in Wales or the Welsh marine area is a Significant Infrastructure Project. These are:
cy-gb	Mae’r adran hefyd yn pennu’r amgylchiadau y mae addasu maes awyr yng Nghymru  neu  yn  ardal  forol  Cymru  yn  Brosiect  Seilwaith  Arwyddocaol odanynt, sef:

en-gb	Section 6 – Open cast coal mining
cy-gb	Adran 6 – Mwyngloddio glo brig

en-gb	The section also provides the circumstances when permitted use of an airport in Wales or the Welsh marine area is a Significant Infrastructure Project. These are:
cy-gb	Mae’r adran hefyd yn darparu’r amgylchiadau pan fydd defnydd a ganiateir o faes  awyr  yng  Nghymru  neu  yn  ardal  forol  Cymru  yn  Brosiect  Seilwaith Arwyddocaol, sef:

en-gb	Section 6 states that the creation of open cast coal mine or the winning and working  of  coal  from  an  open  cast  coal  mine  in  Wales  is  a  Significant Infrastructure Project.
cy-gb	Mae adran 6 yn datgan bod creu mwynglawdd glo brig neu gloddio a gweithio glo o fwynglawdd glo brig yng Nghymru yn Brosiect Seilwaith Arwyddocaol.

en-gb	Transport
cy-gb	Trafnidiaeth

en-gb	Section 12 specifies the circumstances when development relating to dams and reservoirs will be a Significant Infrastructure Project. These are:
cy-gb	Mae adran 12 yn pennu’r amgylchiadau y bydd datblygiad sy’n ymwneud ag argaeau a chronfeydd dŵr yn Brosiect Seilwaith Arwyddocaol odanynt, sef:

en-gb	Section 7 – Highways
cy-gb	Adran 7 – Priffyrdd

en-gb	Section  7  provides  that  the  construction  of  a  highway  is  a  Significant Infrastructure Project when:
cy-gb	Mae  adran  7  yn  darparu  bod  adeiladu  priffordd  yn  Brosiect  Seilwaith Arwyddocaol:

en-gb	 the highway will be in Wales;
cy-gb	 pan fydd y briffordd yng Nghymru;

en-gb	 the development is carried out by one or more water undertakers,  the development takes place in Wales,
cy-gb	 pan fo’r datblygiad yn cael ei gynnal gan un neu ragor o ymgymerwyr dŵr,  pan fo’r datblygiad yn digwydd yng Nghymru,

en-gb	This  section  also  states  that  the  alteration  of  a  highway  is  a  Significant Infrastructure Project when:
cy-gb	Mae’r adran hon hefyd yn datgan bod addasu priffordd yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the Welsh Ministers will be the highway authority for the highway;
cy-gb	 pan mai Gweinidogion Cymru fydd yr awdurdod priffyrdd ar gyfer y briffordd;

en-gb	 the alteration or improvement is likely to have a significant effect on the environment.
cy-gb	 pan fydd yr addasu neu’r gwella yn debygol o gael effaith sylweddol ar yr amgylchedd.

en-gb	o the transfer of waste water for treatment, or o the storage of waste water prior to treatment, or both, and
cy-gb	o trosglwyddo dŵr gwastraff ar gyfer ei drin, neu o storio dŵr gwastraff cyn ei drin, neu’r ddau, a

en-gb	Subsections (4) to (6) specify when the construction, alteration or improvement of a highway is not a Significant Infrastructure Project.
cy-gb	Mae is-adrannau (4) i (6) yn pennu pryd nad yw adeiladu, addasu neu wella priffordd yn Brosiect Seilwaith Arwyddocaol.

en-gb	Section 8 – Railways
cy-gb	Adran 8 – Rheilffyrdd

en-gb	Section 8 states that the construction of a railway is a Significant Infrastructure Project when:
cy-gb	Mae  adran  8  yn  datgan  bod  adeiladu  rheilffordd  yn  Brosiect  Seilwaith Arwyddocaol:

en-gb	the railway will include a stretch of track that is a continuous length of more than 2 kilometres, and
cy-gb	 pan fydd y rheilffordd yn cynnwys darn o drac sy’n ddi-dor am fwy na 2 gilometr o hyd, a

en-gb	 the construction of the railway is not permitted development.
cy-gb	 pan nad yw adeiladu’r rheilffordd yn ddatblygu a ganiateir.

en-gb	This  section  also  states  that  the  alteration  of  a  railway  is  a  Significant Infrastructure Project when:
cy-gb	Mae’r adran hon hefyd yn datgan bod addasu rheilffordd yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the part of the railway to be altered is part of a railway that starts, ends and remains in Wales,
cy-gb	 pan fydd y rhan o’r rheilffordd sydd i’w haddasu yn rhan o reilffordd sy’n dechrau, yn gorffen ac yn aros yng Nghymru,

en-gb	 the railway is part of a network operated by an approved operator,
cy-gb	 pan  fydd  y  rheilffordd  yn  rhan  o  rwydwaith  a  weithredir  gan weithredwr a gymeradwywyd,

en-gb	 the alteration of the railway will include laying a stretch of track that is a continuous length of more than 2 kilometres, and
cy-gb	 pan fydd yr addasiad i’r rheilffordd yn cynnwys gosod darn o drac sy’n ddi-dor am fwy na 2 gilometr o hyd, a

en-gb	 the construction of the railway is not permitted development.
cy-gb	 pan nad yw adeiladu’r rheilffordd yn ddatblygu a ganiateir.

en-gb	Permitted   development   is   development   in   relation   to   which   planning permission is granted by article 3 of the Town and Country Planning (General Permitted Development) Order 1995 (as it has effect from time to time).
cy-gb	Datblygu a ganiateir yw datblygu y mae caniatâd cynllunio wedi ei roi iddo gan erthygl 3 o Ddeddf Cynllunio Gwlad a Thref (Datblygu Cyffredinol a Ganiateir) 1995 (fel y mae’n cael effaith o bryd i’w gilydd).

en-gb	Section 9 – Rail freight interchanges
cy-gb	Adran 9 – Cyfnewidfeydd nwyddau rheilffordd

en-gb	 the land on which the rail freight interchange is situated must: o be in Wales, and
cy-gb	 rhaid i’r tir y lleolir y gyfnewidfa nwyddau rheilffordd arno: o bod yng Nghymru, a

en-gb	o be at least 60 hectares in area,
cy-gb	o bod ag arwynebedd o 60 o hectarau o leiaf,

en-gb	 the rail freight interchange must be capable of handling:
cy-gb	 rhaid i’r gyfnewidfa nwyddau rheilffordd allu trin:

en-gb	o consignments of goods from more than one consignor and to more than one consignee, and
cy-gb	o llwythi o nwyddau oddi wrth fwy nag un traddodwr ac i fwy nag un traddodai, a

en-gb	o at least four goods trains per day,
cy-gb	o o leiaf bedwar trên nwyddau y dydd,

en-gb	 the rail freight interchange must not be part of a military establishment.
cy-gb	 ni chaiff y gyfnewidfa nwyddau rheilffordd fod yn rhan o sefydliad milwrol.

en-gb	 the land on which the rail freight interchange is situated must be in Wales;
cy-gb	 rhaid i’r tir y lleolir y gyfnewidfa nwyddau rheilffordd arno fod yng Nghymru;

en-gb	o at least four goods trains per day;
cy-gb	o o leiaf bedwar trên nwyddau y dydd;

en-gb	Section 25 states that any direction made under sections 22 to 24 may be given subject to conditions and may specify the period of time for which it has effect.
cy-gb	Mae adran 25 yn datgan y caniateir rhoi unrhyw gyfarwyddyd a wneir o dan adrannau 22 i 24 yn ddarostyngedig i amodau ac y caiff bennu o fewn pa gyfnod o amser y mae’n cael effaith.

en-gb	Section 10 – Harbour facilities
cy-gb	Adran 10 – Cyfleusterau harbwr

en-gb	 the project will be wholly in Wales, the Welsh marine area or both,
cy-gb	 bod y prosiect yn gyfan gwbl yng Nghymru, yn ardal forol Cymru, neu yn y naill a’r llall,

en-gb	Alterations to a harbour facility will be a Significant Infrastructure Project when the effect of the alteration is expected to be to increase by at least the relevant quantity of material per year the quantity of material handled by the harbour.
cy-gb	Bydd addasiadau i gyfleusterau harbwr yn Brosiect Seilwaith Arwyddocaol pan ddisgwylir mai effaith yr addasiad fydd cynyddu y swm perthnasol y flwyddyn o leiaf swm y deunydd y mae’r harbwr yn gallu ei drin.

en-gb	Subsections (3) to (6) set out what “the relevant quantity” is.
cy-gb	Mae is-adrannau (3) i (6) yn nodi beth yw “y swm perthnasol”.

en-gb	Section 11 – Airports
cy-gb	Adran 11 – Meysydd awyr

en-gb	 the airport will provide air passenger transport services for at least 1 million passengers per year, or
cy-gb	 y bydd y maes awyr yn darparu gwasanaethau cludo teithwyr awyr ar gyfer o leiaf 1 filiwn o deithwyr bob blwyddyn, neu

en-gb	 the airport will provide air cargo transport services for at least 5,000 air transport movements of cargo aircraft per year.
cy-gb	 y byddy maes awyryn darparu gwasanaethau cludocargo awyr argyfer o  leiaf  5,000  o  symudiadau  cludo  awyr  gan  awyrennau  cargo  bob blwyddyn.

en-gb	 the alteration will increase by at least 1 million per year the number of passengers for whom the airport can provide air passenger transport services, or
cy-gb	 y bydd yr addasu yn cynyddu nifer y teithwyr y gall y maes awyr ddarparu gwasanaethau cludo teithwyr awyr ar eu cyfer 1 filiwn y flwyddyn o leiaf, neu

en-gb	 the alteration will increase by at least 5,000 per year the number of air transport movements of cargo aircraft for which the airport can provide air cargo transport services.
cy-gb	 y bydd yr addasu yn cynyddu nifer y symudiadau cludo awyr gan awyrennau cargo y gall y maes awyr ddarparu gwasanaethau cludo cargo awyr ar eu cyfer 5,000 y flwyddyn o leiaf.

en-gb	 an increase of at least 1 million per year in the number of passengers for whom  the  airport  is  permitted  to  provide  air  passenger  transport services, or
cy-gb	 cynnydd o 1 filiwn y flwyddyn o leiaf yn nifer y teithwyr y caniateir i’r maes awyr ddarparu gwasanaeth cludo teithwyr awyr iddynt, neu

en-gb	 an increase of at least 5,000 per year in the number of air transport movements of cargo aircraft for which the airport is permitted to provide air cargo transport services.
cy-gb	 cynnydd o 5,000 y flwyddyn o leiaf yn nifer y symudiadau cludo awyr gan awyrennau cargo y caniateir i’r maes awyr ddarparu gwasanaethau cludo cargo awyr iddynt.

en-gb	Water
cy-gb	Dŵr

en-gb	Section 12 – Dams and reservoirs
cy-gb	Adran 12 – Argaeau a chronfeydd dŵr

en-gb	 the construction of a dam or reservoir in Wales if the volume of water to be held back by the dam or stored in the reservoir is expected to exceed 10 million cubic metres;
cy-gb	 adeiladu   argae   neu   gronfa   ddŵr   yng   Nghymru   os   yw   cyfaint disgwyliedig y dŵr a gedwir yn ôl gan yr argae neu a gaiff ei storio yn y gronfa ddŵr yn fwy na 10 miliwn o fetrau ciwbig;

en-gb	 the alteration of a dam or reservoir in Wales if the additional volume of water to be held back by the dam or stored in the reservoir as a result of the alteration is expected to exceed 10 million cubic metres.
cy-gb	 addasu argae neu gronfa ddŵr yng Nghymru os yw cyfaint ychwanegol disgwyliedig y dŵr a gedwir yn ôl gan yr argae neu a gaiff ei storio yn y gronfa ddŵr o ganlyniad i’r addasiad yn fwy na 10 miliwn o fetrau ciwbig.

en-gb	 about who must be consulted,  about how consultations must be carried out,
cy-gb	 ynghylch pwy y mae’n ofynnol ymgynghori â hwy,  ynghylch sut y mae ymgynghoriadau i’w cynnal,

en-gb	Section 13 – Transfer of water resources
cy-gb	Adran 13 – Trosglwyddo adnoddau dŵr

en-gb	Section  13  specifies  that  the  transfer  of  water  resources  is  a  Significant Infrastructure Project when:
cy-gb	Mae adran 13 yn pennu bod trosglwyddo adnoddau dŵr yn Brosiect Seilwaith Arwyddocaol:

en-gb	 about timetables in connection with consultations, and  about how consultations must be publicised.
cy-gb	 ynghylch amserlenni mewn cysylltiad ag ymgynghoriadau, ac  ynghylch sut y mae’n ofynnol rhoi cyhoeddusrwydd i ymgynghoriadau.

en-gb	 the volume of water to be transferred as a result of the development is expected to exceed 100 million cubic metres per year, and
cy-gb	 pan ddisgwylir y bydd cyfaint y dŵr a drosglwyddir o ganlyniad i’r datblygiad yn fwy na 100 miliwn o fetrau ciwbig y flwyddyn, a

en-gb	 the  development  enables  the  transfer  of  water  resources,  subject  to limitations.
cy-gb	 pan  fo’r  datblygiad  yn  galluogi  trosglwyddo  adnoddau  dŵr,  yn ddarostyngedig i gyfyngiadau.

en-gb	Waste water
cy-gb	Dŵr Gwastraff

en-gb	Section 14 – Waste water treatment plants
cy-gb	Adran 14 – Gweithfeydd trin dŵr gwastraff

en-gb	Section 14 specifies that the construction or alteration of a waste water treatment plant is a Significant Infrastructure Project when:
cy-gb	Mae adran 14 yn pennu bod adeiladu neu addasu gwaith trin dŵr gwastraff yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the treatment plant is in Wales or the Welsh marine area,
cy-gb	 pan fo’r gwaith trin yng Nghymru neu yn ardal forol Cymru,

en-gb	 the form and content of an application,  how an application is made,
cy-gb	 ffurf a chynnwys cais,  sut y mae cais i’w wneud,

en-gb	 the treatment plant, when constructed, is expected to have a capacity exceeding a population equivalent of 500,000, or,
cy-gb	 pan fo capasiti disgwyliedig y gwaith trin, ar ôl ei adeiladu, yn fwy na chyfwerth poblogaeth o 500,000, neu

en-gb	 in the case of an alteration, the effect of the alteration is expected to be to increase by more than a population equivalent of 500,000 the capacity of the plant.
cy-gb	 yn  achos  addasiad,  pan  mai  effaith  ddisgwyliedig  yr  addasiad  yw cynyddu capasiti’r gwaith fwy na chyfwerth poblogaeth o 500,000.

en-gb	The construction or alteration of infrastructure for the transfer or storage of waste water is a Significant Infrastructure Project when:
cy-gb	Mae adeiladu neu addasu seilwaith i drosglwyddo neu storio dŵr gwastraff yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the infrastructure is in Wales or the Welsh marine area,  the main purpose of the infrastructure is:
cy-gb	 pan fo’r seilwaith yng Nghymru neu yn ardal forol Cymru,  pan mai prif ddiben y seilwaith yw:

en-gb	 the infrastructure is expected, when constructed, to have a capacity for the storage of waste water exceeding 350,000 cubic metres, or, in the case of  an  alteration  of  the  infrastructure,  the  effect  of  the  alteration  is expected to be to increase the capacity of the infrastructure for the storage of waste water by more than 350,000 cubic metres.
cy-gb	 pan ddisgwylir i’r seilwaith,ar ôl ei adeiladu,fodâ chapasiti i storio mwy na 350,000 o fetrau ciwbig o ddŵr gwastraff, neu, yn achos addasiad i’r seilwaith, pan ddisgwylir mai effaith yr addasiad yw cynyddu capasiti’r seilwaith i storio dŵr gwastraff fwy na 350,000 o fetrau ciwbig.

en-gb	Waste
cy-gb	Gwastraff

en-gb	Section 15 – Hazardous waste facilities
cy-gb	Adran 15 – Cyfleusterau gwastraff peryglus

en-gb	Section 15 specifies that the construction of a hazardous waste facility is a Significant Infrastructure Project if:
cy-gb	Mae adran 15 yn pennu bod adeiladu cyfleuster gwastraff peryglus yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the facility is in Wales or the Welsh marine area,
cy-gb	 os yw’r cyfleuster yng Nghymru neu yn ardal forol Cymru,

en-gb	 the main purpose of the facility is the final disposal or recovery of hazardous waste, and
cy-gb	 os prif ddiben y cyfleuster yw gwaredu gwastraff peryglus yn derfynol neu ei adfer, ac

en-gb	 the facility is expected to have the capacity specified in subsection (2).
cy-gb	 os disgwylir i’r cyfleuster fod â’r capasiti a bennir yn is-adran (2).

en-gb	The section also specifies that the alteration of a hazardous waste facility is a Significant Infrastructure Project if:
cy-gb	Mae’r adran hefyd yn pennu bod addasu cyfleuster gwastraff peryglus yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the  alteration  is  expected  to  increase  the  capacity  of  the  facility  as specified in subsection (3)(c).
cy-gb	 os disgwylir i’r addasiad gynyddu capasiti’r cyfleuster fel a bennir yn is-adran (3)(c).

en-gb	Section 16 – Radioactive waste geological disposal facilities
cy-gb	Adran 16 – Cyfleusterau gwaredu daearegol gwastraff ymbelydrol

en-gb	Section 16 specifies that development relating to a radioactive waste geological disposal facility is a Significant Infrastructure Project where it is:
cy-gb	Mae adran 16 yn pennu bod datblygiad sy’n ymwneud â chyfleuster gwaredu daearegol gwastraff ymbelydrol yn Brosiect Seilwaith Arwyddocaol:

en-gb	 the construction of one or more boreholes in Wales or the Welsh marine area to a depth of at least 150 metres beneath the surface of the ground or seabed, and their main purpose is to obtain data or samples to determine the suitability of the site for a radioactive waste geological disposal facility.
cy-gb	 pan fo un neu ragor o dyllau turio yng Nghymru neu yn ardal forol Cymru yn cael ei adeiladu neu eu hadeiladu  o leiaf 150 o fetrau  o ddyfnder o dan arwyneb y ddaear neu wely’r môr, a’u prif ddiben yw cael data neu samplau er mwyn penderfynu a yw’r safle yn addas ar gyfer cyfleuster gwaredu daearegol gwastraff ymbelydrol.

en-gb	 the construction of a radioactive waste geological disposal facility in Wales or the Welsh marine area.
cy-gb	 pan fo cyfleuster gwaredu daearegol gwastraff ymbelydrol yn cael ei adeiladu yng Nghymru neu yn ardal forol Cymru.

en-gb	Power to amend
cy-gb	Pŵer i Ddiwygio

en-gb	Section 17 – Power to add, vary or remove projects
cy-gb	Adran 17 – Pŵer i ychwanegu, amrywio neu ddileu prosiectau

en-gb	Section 17 allows the Welsh Ministers to amend Part 1 by regulations in order to add a new type of project to the definition of significant infrastructure project or to vary or remove the existing significant infrastructure projects defined in the Act.
cy-gb	Mae  adran  17  yn  caniatáu  i  Weinidogion  Cymru  ddiwygio  Rhan  1  drwy reoliadau er mwyn ychwanegu math newydd o brosiect at y diffiniad o brosiect seilwaith  arwyddocaol  neu  i  amrywio  neu  ddileu’r  prosiectau  seilwaith arwyddocaol presennol a ddiffinnir yn y Ddeddf.

en-gb	Projects may only be added or varied if the new project, or any variation to an existing project, is for the carrying out of works in the fields of energy, flood prevention, minerals, transport, water, waste water and waste and the works are to be carried out in Wales, the Welsh marine area, or both.
cy-gb	Ni chaniateir ychwanegu neu amrywio prosiectau ond os yw’r prosiect newydd, neu unrhyw amrywiad i brosiect presennol, ar gyfer cynnal gwaith ym meysydd ynni, atal llifogydd, mwynau, cludiant, dŵr, dŵr gwastraff a gwastraff a bod y gwaith i’w gynnal yng Nghymru, yn ardal forol Cymru, neu yn y naill a’r llall.

en-gb	Interpretation
cy-gb	Dehongli

en-gb	Section 18 – Cross-border projects
cy-gb	Adran 18 – Prosiectau trawsffiniol

en-gb	Section 18 provides that references in Part 1 to development being “in Wales” or “in the Welsh marine area” include development partly in those areas.
cy-gb	Mae adran 18 yn darparu bod cyfeiriadau yn Rhan 1 at ddatblygiad sydd “yng Nghymru” neu “yn ardal forol Cymru” yn cynnwys datblygiad sydd yn rhannol yn yr ardaloedd hynny.

en-gb	It also provides that where infrastructure consent is required for development that is partly in Wales or the Welsh marine area, infrastructure consent is required only to the extent the development is in Wales or the Welsh marine area.
cy-gb	Mae hefyd yn darparu, pan fo cydsyniad seilwaith yn ofynnol ar gyfer datblygiad sy’n rhannol yng Nghymru neu’n rhannol yn ardal forol Cymru, nad yw cydsyniad seilwaith ond yn ofynnol i’r graddau y bo’r datblygiad yng Nghymru neu yn ardal forol Cymru.

en-gb	Part 2 – Requirement for infrastructure consent
cy-gb	Rhan 2 – Gofyniad am gydsyniad seilwaith

en-gb	Part 2 of the Act imposes a requirement for infrastructure consent to be obtained for development which is or forms part of a significant infrastructure project, and makes provision about the effect of this requirement on other statutory regimes.
cy-gb	Mae Rhan 2 o’r Ddeddf yn gosod gofyniad i gael cydsyniad seilwaith ar gyfer datblygiad sy’n brosiect seilwaith arwyddocaol neu’n ffurfio rhan o brosiect seilwaith arwyddocaol, ac yn gwneud darpariaeth ynghylch effaith y gofyniad hwn ar gyfundrefnau statudol eraill.

en-gb	The requirement
cy-gb	Y gofyniad

en-gb	Section 19 – Requirement for infrastructure consent
cy-gb	Adran 19 – Gofyniad am gydsyniad seilwaith

en-gb	Section 19 imposes a requirement to obtain the consent of the Welsh Ministers for development which is, or forms part of, a significant infrastructure project (as defined in section 1).
cy-gb	Mae adran 19 yn gosod gofyniad i gael cydsyniadGweinidogion Cymru argyfer datblygiad sy’n brosiect seilwaith arwyddocaol neu’n ffurfio rhan o brosiect seilwaith arwyddocaol (fel y’i diffinnir yn adran 1).

en-gb	The consent is referred to in the Act as “infrastructure consent”.
cy-gb	Cyfeirir at y cydsyniad yn y Ddeddf fel “cydsyniad seilwaith”.

en-gb	Section 20 – Effect of requirement for infrastructure consent
cy-gb	Adran 20 – Effaith gofyniad am gydsyniad seilwaith

en-gb	Section 20(1) lists the consents, permissions and authorisations which are not required to be obtained or given in relation to a development to the extent that infrastructure consent is required for the development.
cy-gb	Mae adran 20(1) yn rhestru’r cydsyniadau, y caniatadau a’r awdurdodiadau nad yw’n ofynnol eu cael neu eu rhoi mewn perthynas â datblygiad i’r graddau y bo cydsyniad seilwaith yn ofynnol ar gyfer y datblygiad.

en-gb	Subsections (2) to (4) list particular orders and authorisations which cannot be made, confirmed or given to the extent that infrastructure consent is required.
cy-gb	Mae is-adrannau (2) i (4) yn rhestru gorchmynion ac awdurdodiadau penodol na chaniateir eu gwneud, eu cadarnhau neu eu rhoi i’r graddau y bo cydsyniad seilwaith yn ofynnol.

en-gb	Powers to change the requirement or its effect
cy-gb	Pwerau i newid y gofyniad neu ei Effaith

en-gb	Section 21 – Power to add or remove types of consent
cy-gb	Adran 21 – Pŵer i ychwanegu neu ddileu mathau o gydsyniad

en-gb	Section 42 requires the examining authority to determine how each application it examines is to be examined before the end of a period specified in regulations.
cy-gb	Mae adran 42 yn ei gwneud yn ofynnol i’r awdurdod archwilio ddyfarnu sut y mae pob cais a archwilir ganddo i’w archwilio cyn diwedd cyfnod a bennir mewn rheoliadau.

en-gb	Section  21  allows  the  Welsh  Ministers  to  amend  section  20(1)  and  (2)  by regulations to add or remove a type of consent or to vary the cases under which a type of consent falls within section 20(1) or (2).
cy-gb	Mae adran 21 yncaniatáu i Weinidogion Cymru ddiwygio adran 20(1) a (2) drwy reoliadau i ychwanegu neu ddileu math o gydsyniad neu er mwyn amrywio’r achosion y mae math o gydsyniad yn dod o fewn adran 20(1) neu (2) odanynt.

en-gb	Section 21 also allows the Welsh Ministers to make further provision about the types of consent that are, and are not, within section 20(1) or (2) and the cases in relation to which a type of consent is or is not within section 20(1) and (2).
cy-gb	Mae adran 21 hefyd yn caniatáu i Weinidogion Cymru wneud darpariaeth bellach ynghylch y mathau o gydsyniad sydd o fewn, ac nad ydynt o fewn, adran 20(1) neu (2) a’r achosion y mae math o gydsyniad yn dod o fewn adran 20(1) a (2) ai peidio mewn perthynas â hwy.

en-gb	Subsection  (2)  allows  regulations  to  amend,  modify,  repeal  or  revoke  an enactment.
cy-gb	Mae is-adran (2) yn caniatáu i reoliadau ddiwygio, addasu, ddiddymu neu ddirymu deddfiad.

en-gb	Subsection (3) defines “consent” for the purposes of the section.
cy-gb	Mae is-adran (3) yn diffinio “cydsyniad” at ddibenion yr adran.

en-gb	Section 22 – Directions specifying development as a significant infrastructure project
cy-gb	Adran 22 – Cyfarwyddydau sy’n pennu bod datblygiad yn brosiect seilwaith arwyddocaol

en-gb	Section 22 provides that the Welsh Ministers maygive a direction specifying that a specific development is a significant infrastructure project, if—
cy-gb	Mae adran 22 yn darparu y caiff Gweinidogion Cymru roi cyfarwyddyd sy’n pennu bod datblygiad penodol yn brosiect seilwaith arwyddocaol—

en-gb	 the development, when completed, is wholly or partly in Wales or the Welsh marine area,
cy-gb	 os bydd y datblygiad, ar ôl ei gwblhau, yn gyfan gwbl neu’n rhannol yng Nghymru neu yn ardal forol Cymru,

en-gb	 the development is or forms part of a project that the Welsh Ministers consider to be of national significance, and
cy-gb	 os  yw’r  datblygiad  yn  brosiect  neu’n  ffurfio  rhan  o  brosiect  y  mae Gweinidogion Cymru yn ystyried ei fod o arwyddocâd cenedlaethol, ac

en-gb	 the development is of a description specified in regulations.
cy-gb	 os yw’r datblygiad o ddisgrifiad a bennir mewn rheoliadau.

en-gb	Subsection (3) clarifies that the power of direction under subsection (1) applies to a development only to the extent that the development is in Wales or in the Welsh marine area.
cy-gb	Mae is-adran (3) yn egluro bod pŵer cyfarwyddyd o dan is-adran (1) dim ond yn gymwys i ddatblygiad i’r graddau y bo’r datblygiad yng Nghymru neu yn ardal forol Cymru.

en-gb	Subsection (4) provides that the Welsh Ministers may require an authority to which an application for consent or authorisation has been, or may be, made to provide any information required by the Welsh Ministers to enable them to make a direction under subsection (1) and under which terms the direction should be given.
cy-gb	Mae is-adran (4) yn darparu y caiff Gweinidogion Cymru ei gwneud yn ofynnol i awdurdod y mae cais wedi ei wneud iddo, neu y gallai gael ei wneud iddo, am gydsyniad neu awdurdodiad ddarparu unrhyw wybodaeth sy’n ofynnol gan Weinidogion Cymru i’w galluogi hwy i wneud cyfarwyddyd o dan is-adran (1), ac i benderfynu o dan ba delerau y dylid rhoi’r cyfarwyddyd.

en-gb	Section 23 – Directions for applications to be treated as applications for infrastructure consent
cy-gb	Adran 23 – Cyfarwyddydau bod ceisiadau i’w trin fel ceisiadau am gydsyniad seilwaith

en-gb	Section 23 provides that if the Welsh Ministers give a direction under section 22, the Welsh Ministers have the power to direct that—
cy-gb	Mae adran 23 yn darparu, os yw Gweinidogion Cymru yn rhoi cyfarwyddyd o dan adran 22, fod gan Weinidogion Cymru y pŵer i gyfarwyddo—

en-gb	 an  application  that  has  been  made  for  a  permission,  authorisation, consent etc. mentioned in section 20 is to be treated as an application for infrastructure consent, or
cy-gb	 bod cais sydd wedi ei wneud am ganiatâd, awdurdodiad, cydsyniad etc. a grybwyllir yn adran 20 i’w drin fel cais am gydsyniad seilwaith, neu

en-gb	 a proposed application for such a consent is to be treated as a proposed application for infrastructure consent.
cy-gb	 bod cais arfaethedig am gydsyniad o’r fath i’w drin fel cais arfaethedig am gydsyniad seilwaith.

en-gb	Directions made under this section may provide for specified provisions of any enactment (including enactments in the Act) to have effect in relation to the application or proposed application with any modifications specified in the direction  or to be  treated as having been  complied with  in  relation  to the application or proposed application.
cy-gb	Caiff cyfarwyddydau a wneir o dan yr adran hon ddarparu i ddarpariaethau penodedig mewn unrhyw ddeddfiad (gan gynnwys deddfiadau yn y Ddeddf) gael  effaith  mewn  perthynas  â’r  cais  neu’r  cais  arfaethedig  gydag unrhyw addasiadau a bennir yn y cyfarwyddyd neu i gael eu trin fel pe cydymffurfiwyd â hwy mewn perthynas â’r cais neu’r cais arfaethedig.

en-gb	If the Welsh Ministers give a direction under this section, the relevant authority must refer the application, or the proposed application, to the Welsh Ministers.
cy-gb	Os yw Gweinidogion Cymru yn rhoi cyfarwyddyd o dan yr adran hon, rhaid i’r awdurdod perthnasol atgyfeirio’r cais, neu’r cais arfaethedig, at Weinidogion Cymru.

en-gb	The “relevant authority” is the authority to which the application is made, or is proposed to be made.
cy-gb	Yr “awdurdod perthnasol” yw’r awdurdod y gwneir y cais, neu y cynigir gwneud y cais, iddo.

en-gb	If the Welsh Ministers are considering whether to give a direction under this section they may also direct the relevant authority to take no further action until further notice.
cy-gb	Os yw Gweinidogion Cymru yn ystyried a ydynt am roi cyfarwyddyd o dan yr adran hon cânt hefyd gyfarwyddo’r awdurdod perthnasol i beidio â chymryd unrhyw gamau pellach nes clywir yn wahanol.

en-gb	Section 24 – Directions specifying that development is not a significant infrastructure project
cy-gb	Adran 24 – Cyfarwyddydau sy’n pennu nad yw datblygiad yn brosiect seilwaith arwyddocaol

en-gb	Section 24 provides that the Welsh Ministers maygive a direction specifying that a development that would otherwise be a significant infrastructure project is not classed as one for the purpose of this Act.
cy-gb	Mae adran 24 yn darparu y caiff Gweinidogion Cymru roi cyfarwyddyd sy’n pennu nad yw datblygiad a fyddai’n brosiect seilwaith arwyddocaol fel arall yn brosiect seilwaith arwyddocaol at ddiben y Ddeddf hon.

en-gb	A direction may only be given under this section if the development is partly in Wales or the Welsh marine area.
cy-gb	Ni chaniateir rhoi cyfarwyddyd o dan yr adran hon ond os bydd y datblygiad yn rhannol yng Nghymru neu yn rhannol yn ardal forol Cymru.

en-gb	The Welsh Ministers must publish the direction and report to the Senedd that a direction has been given.
cy-gb	Rhaid i Weinidogion Cymru gyhoeddi’r cyfarwyddyd ac adrodd i’r Senedd fod cyfarwyddyd wedi ei roi.

en-gb	Section 25 – Directions under section 22 to 24: general provision
cy-gb	Adran 25 – Cyfarwyddydau o dan adrannau 22 i 24: darpariaeth gyffredinol 

en-gb	A direction made by the Welsh Ministers under these sections can be given at the request of a developer or without such a request being made.
cy-gb	Caniateir i gyfarwyddyd a wneir gan Weinidogion Cymru o dan yr adrannau hyn gael ei roi yn dilyn archiad oddi wrth ddatblygwr neu heb i archiad o’r fath gael ei wneud.

en-gb	The Welsh Ministers are not required to consider a request for a direction unless it is a “qualifying request” from a developer.
cy-gb	Nid yw’n ofynnol i Weinidogion Cymru ystyried archiad am gyfarwyddyd oni bai ei fod yn “archiad cymhwysol” oddi wrth ddatblygwr.

en-gb	A “qualifying request" is a request in writing for a direction that specifies the development to which it relates.
cy-gb	Ystyr “archiad cymhwysol” yw archiad ysgrifenedig am gyfarwyddyd sy’n pennu’r datblygiad y mae’n ymwneud ag ef.

en-gb	After making a decision  on a qualifying request, the Welsh  Ministers must give reasons for their decision to the person who made the request.
cy-gb	Ar ôl gwneud penderfyniad ar archiad  cymhwysol,  rhaid  i  Weinidogion  Cymru  roi  rhesymau  dros  eu penderfyniad i’r person a wnaeth yr archiad.

en-gb	Section 54 allows the Welsh Ministers to make orders about the costs of the applicant, a planning authority, the Welsh Ministers themselves or any other party to examination proceedings (which may include costs in respect of a hearing or inquiry that does not take place) and about the person(s) who must pay these costs.
cy-gb	Mae adran 54 yn caniatáu i Weinidogion Cymru wneud gorchmynion ynghylch costau’r ceisydd, costau awdurdod cynllunio, costau Gweinidogion Cymru eu hunain neu gostau unrhyw barti arall mewn achos archwilio (a gaiff gynnwys costau mewn cysylltiad â gwrandawiad neu ymchwiliad nad yw’n digwydd) ac ynghylch y person neu’r personau y mae’n rhaid iddynt dalu’r costau hyn.

en-gb	Section 26 – Directions under section 22: regulations about procedure
cy-gb	Adran 26 – Cyfarwyddydau o dan adran 22: rheoliadau ynghylch y weithdrefn

en-gb	Section  26  gives  the  Welsh  Ministers  power  to  make  regulations  about procedural matters in connection with directions under sections 22 to 24 of this Act.
cy-gb	Mae adran 26 yn rhoi pŵer i Weinidogion Cymru i wneud rheoliadau ynghylch materion gweithdrefnol mewn cysylltiad â chyfarwyddydau o dan adrannau 22 i 24 o’r Ddeddf hon.

en-gb	Part 3 – Applying for infrastructure consent
cy-gb	Rhan 3 – Gwneud cais am gydsyniad seilwaith

en-gb	Part 3 of the Act sets out the pre-application procedure, how an application for infrastructure consent is to be made to the Welsh Ministers and the requirements for  publicity  and  notification.
cy-gb	Mae Rhan 3 o’r Ddeddf yn nodi’r weithdrefn cyn gwneud cais, sut y mae cais am gydsyniad seilwaith i’w wneud i Weinidogion Cymru a’r gofynion o ran cyhoeddusrwydd a hysbysu.

en-gb	It  also  sets  out  procedures  that  relate  to  an application for infrastructure consent that requests the compulsory acquisition of land.
cy-gb	Mae hefyd yn nodi gweithdrefnau sy’n ymwneud â chais am gydsyniad seilwaith sy’n cynnwys archiad i gaffael tir yn orfodol.

en-gb	Assistance for applicants
cy-gb	Cymorth i geisyddion

en-gb	Section 27 – Provision of pre-application services
cy-gb	Adran 27 – Darparu gwasanaethau cyn gwneud cais

en-gb	Section 27 provides the Welsh Ministers with a power to make regulations about the provision of pre-application services by the Welsh Ministers, local planning authorities in Wales or Natural Resources Wales.
cy-gb	Mae adran 27 yn darparu pŵer i Weinidogion Cymru i wneud rheoliadau ynghylch darparu gwasanaethau cyn gwneud cais gan Weinidogion Cymru, awdurdodau  cynllunio  lleol  yng  Nghymru  neu  Gyfoeth  Naturiol  Cymru.

en-gb	Pre-application services are intended  to  assist  prospective  applicants  prior  to  the  submission  of  an application for infrastructure consent.
cy-gb	Bwriedir i wasanaethau cyn gwneud cais gynorthwyo darpar ymgeiswyr cyn iddynt gyflwyno cais am gydsyniad seilwaith.

en-gb	The power to make regulations includes the power to make provision regarding: 
cy-gb	Mae’r pŵer i wneud rheoliadau  yn  cynnwys y pŵer i  wneud darpariaeth ynghylch:

en-gb	the circumstances in which pre-application services must be provided,
cy-gb	 yr amgylchiadau y mae’n rhaid darparu gwasanaethau cyn gwneud cais odanynt,

en-gb	 the form and content of a request for pre-application services, including the information required to be submitted with a request,
cy-gb	 ffurf a  chynnwys archiadau am wasanaethau cyn  gwneud cais,  gan gynnwys yr wybodaeth y mae’n ofynnol ei chyflwyno gydag archiad,

en-gb	 what services must be provided by the Welsh Ministers, local planning authorities and Natural Resources Wales, including when and how they are provided,
cy-gb	 pa wasanaethau y mae’n ofynnol i Weinidogion Cymru, awdurdodau cynllunio lleol a Chyfoeth Naturiol Cymru eu darparu, gan gynnwys pryd a sut y maent i’w darparu,

en-gb	 requirements for the Welsh Ministers, local planning authorities and Natural Resources Wales to publish the range of pre-application services they provide, and
cy-gb	 y  gofynion  ar  Weinidogion  Cymru,  awdurdodau  cynllunio  lleol  a Chyfoeth Naturiol Cymru i gyhoeddi gwybodaeth ynghylch yr ystod o wasanaethau cyn gwneud cais a ddarperir ganddynt, a

en-gb	 other steps required to be taken by any person in relation to the provision of pre-application services.
cy-gb	 camau  eraill  y  mae’n  ofynnol  i  unrhyw  berson  eu  cymryd  mewn cysylltiad â darparu gwasanaethau cyn gwneud cais.

en-gb	Section 28 – Obtaining information about interests in land
cy-gb	Adran 28 – Cael gwybodaeth ynghylch buddiannau mewn tir

en-gb	Section 28 enables the Welsh Ministers to authorise a person applying (“the applicant”) for infrastructure consent to serve notice on the persons specified in subsection (4).
cy-gb	Mae  adran  28  yn  galluogi  Gweinidogion  Cymru  i  awdurdodi  person  sy’n gwneud cais (“y ceisydd”) am gydsyniad seilwaith i gyflwyno hysbysiad i’r personau a bennir yn is-adran (4).

en-gb	The recipient of a notice is required to give to the applicant in writing the name and address of any person the recipient believes is an owner or occupier of the land or has some interest in or power over the land.
cy-gb	Mae’n ofynnol i dderbynnydd hysbysiad roi i’r ceisydd yn ysgrifenedig enw a chyfeiriad unrhyw berson y mae’r derbynnydd yn credu ei fod yn berchennog neu’n feddiannydd y tir neu’n berson sydd â buddiant yn y tir neu bŵer drosto.

en-gb	The decision
cy-gb	Y penderfyniad

en-gb	The purpose of this requirement is to enable the applicant to comply with provisions of, or made under, section 29 (provisions about notice of proposed application), 30 (provisions about pre-application consultation and publicity), and sections 64 to 72 (provisions in orders authorising compulsory purchase).
cy-gb	Diben y gofyniad hwn yw galluogi’r ceisydd i gydymffurfio â darpariaethau adran 29 neu a wneir o dan adran 29 (darpariaethau ynghylch hysbysu am gais arfaethedig), 30 (darpariaethau ynghylch ymgynghoriad a chyhoeddusrwydd cyn gwneud cais), ac adrannau 64 i 72 (darpariaethau mewn gorchmynion sy’n awdurdodi caffael yn orfodol).

en-gb	The section also enables the Welsh Ministers to authorise the applicant to serve a notice requiring the recipient to give to the applicant in writing the name and address of any person the recipient believes would be entitled to make a claim for  compensation  if  the  application  for  infrastructure  consent  were  to  be approved and development were to take place.
cy-gb	Mae’r adran hefyd yn galluogi Gweinidogion Cymru i awdurdodi’r ceisydd i gyflwyno hysbysiad sy’n ei gwneud yn ofynnol i dderbynnydd roi i’r ceisydd yn ysgrifenedig enw a chyfeiriad unrhyw berson y mae’r derbynnydd yn credu y byddai ganddo hawlogaeth i wneud hawliad am ddigollediad pe bai’r cais am gydsyniad seilwaith yn cael ei gymeradwyo a’r datblygiad yn digwydd.

en-gb	The section enables the Welsh Ministers to make regulations about a notice given under this section and sets out under subsection (4) persons required to be notified where there is a proposed application or application for infrastructure consent that includes a compulsory acquisition request.
cy-gb	Mae’r  adran  hon  yn  galluogi  Gweinidogion  Cymru  i  wneud  rheoliadau ynghylch hysbysiad a roddir o dan yr adran hon ac yn nodi o dan is-adran (4) y personau y mae’n ofynnol eu hysbysu pan fo cais arfaethedig am gydsyniad seilwaith neu gais am gydsyniad seilwaith sy’n cynnwys archiad caffael yn orfodol.

en-gb	This section makes it an offence where a person has failed without reasonable excuse to comply with a notice given under the section, in the case where they have provided false  information.
cy-gb	Mae’r adran hon yn ei gwneud yn drosedd pan fo person wedi methu, heb esgus rhesymol, â chydymffurfio â hysbysiad a roddir o dan yr adran, mewn achos pan fo’r person wedi darparu gwybodaeth anwir.

en-gb	Section 61 specifies the development for which infrastructure consent may be granted.
cy-gb	Mae adran 61 yn pennu’r datblygiad y caniateir rhoi cydsyniad seilwaith ar ei gyfer.

en-gb	The offence is  a  summary offence  and is punishable following conviction by a fine.
cy-gb	Mae’r drosedd yn agored ar euogfarn ddiannod i ddirwy.

en-gb	Where the offence is committed by a corporate body, officers of that body can be held liable for the offence also: see section 135.
cy-gb	Pan gyflawnir y drosedd gan gorff corfforedig, gellir dal swyddogion y corff hwnnw yn atebol am y drosedd hefyd: gweler adran 135.

en-gb	Pre-application procedure
cy-gb	Y weithdrefn cyn gwneud cais

en-gb	Section 29 – Notification of proposed application
cy-gb	Adran 29 – Hysbysu am gais arfaethedig

en-gb	Section 62 requires the Welsh Ministers to prepare a statement of their reasons to either make an order granting infrastructure consent or refuse infrastructure consent.
cy-gb	Mae adran 62 yn ei gwneud yn ofynnol i Weinidogion Cymru lunio datganiad o’u rhesymau dros benderfynu naill ai gwneud gorchymyn sy’n rhoi cydsyniad seilwaith neu wrthod rhoi cydsyniad seilwaith.

en-gb	Section 29 requires any person who proposes to make an application for an infrastructure consent to notify:
cy-gb	Mae adran 29 yn ei gwneud yn ofynnol i unrhyw berson sy’n cynnig gwneud cais am gydsyniad seilwaith hysbysu:

en-gb	 the Welsh Ministers;
cy-gb	 Gweinidogion Cymru;

en-gb	 each local planning authority and community council for the area in which the proposed development is located where a proposed development is in Wales;
cy-gb	 pob awdurdod cynllunio lleol a phob cyngor cymuned ar gyfer yr ardal y lleolir y datblygiad arfaethedig ynddi pan fo datblygiad arfaethedig yng Nghymru;

en-gb	 Natural Resources Wales and each local planning authority and community council the person considers appropriate where the proposed development is in the Welsh marine area;
cy-gb	 Cyfoeth Naturiol Cymru a phob awdurdod cynllunio lleol a phob cyngor cymuned y mae’r person yn ystyried ei fod yn briodol pan fo’r datblygiad arfaethedig yn ardal forol Cymru;

en-gb	 constituency and regional Members of the Senedd for each area where the proposed development is located;
cy-gb	 Aelodau o’r Senedd etholaethol a rhanbarthol ar gyfer pob ardal lle y lleolir y datblygiad arfaethedig;

en-gb	 Members of Parliament who represent constituencies for each area where the proposed development is located; and
cy-gb	 Aelodau Seneddol sy’n cynrychioli etholaethau ar gyfer pob ardal lle y lleolir y datblygiad arfaethedig; ac

en-gb	 any other persons, or person of a description prescribed in regulations of the application.
cy-gb	 Unrhyw  bersonau eraill, neu berson arall o ddisgrifiad a ragnodir mewn rheoliadau am y cais.

en-gb	A notification under this section must comply with any requirements specified in regulations, which may include:
cy-gb	Rhaid i hysbysiad o dan yr adran hon gydymffurfio ag unrhyw ofynion a bennir mewn rheoliadau, a all gynnwys gofynion yn ymwneud â:

en-gb	 the form and content of a notification,
cy-gb	 ffurf a chynnwys hysbysiad,

en-gb	 what  information,  documents  or  other  materials  must  accompany  a notification, and
cy-gb	 pa wybodaeth, dogfennau neu ddeunydd arall y mae rhaid iddo fynd gyda hysbysiad, a

en-gb	 how and when a notification is to be given.
cy-gb	 sut a phryd y mae hysbysiad i’w roi.

en-gb	Upon receiving a notification which complies with all requirements under this section, the Welsh Ministers will be required to send written notice to the person who originally submitted a notification form, confirming it has been accepted.
cy-gb	Pan fônt wedi cael hysbysiad sy’n cydymffurfio â’r holl ofynion o dan yr adran hon, bydd yn ofynnol i Weinidogion Cymru anfon hysbysiad ysgrifenedig at y person  a  gyflwynodd  ffurflen  hysbysu  yn  wreiddiol,  yn  cadarnhau  fod  yr hysbysiad  wedi  ei  dderbyn.

en-gb	The prospective applicant may proceed to pre-application consultation.
cy-gb	Gall  y  darpar  ymgeisydd  symud  ymlaen  i’r ymgynghoriad cyn gwneud cais.

en-gb	This section also enables the Welsh Ministers to make regulations regarding (among other things):
cy-gb	Mae’r adran hon hefyd yn galluogi Gweinidogion Cymru i wneud rheoliadau ynghylch (ymhlith pethau eraill):

en-gb	 the form and content of the notice,  how a notice is to be given, and
cy-gb	 ffurf a chynnwys yr hysbysiad,  sut y mae hysbysiad i’w roi, a

en-gb	 the period within which such notices are to be given.
cy-gb	 o fewn pa gyfnod y mae hysbysiadau o’r fath i’w rhoi.

en-gb	Section 64 – Purpose for which compulsory acquisition may be authorised 181.
cy-gb	Adran 64 – Diben caniatáu awdurdodi caffael yn orfodol 181.

en-gb	The requirement to notify the Welsh Ministers under this section does not apply if  a   proposed  application  is  being  made   where   a  direction  specifying development as a significant infrastructure project was made under section 22.
cy-gb	Nid yw’r gofyniad i hysbysu Gweinidogion Cymru o dan yr adran hon yn gymwys os yw’r cais arfaethedig yn cael ei wneud pan fo cyfarwyddyd sy’n pennu bod datblygiad yn brosiect seilwaith arwyddocaol  wedi ei wneud o dan adran 22.

en-gb	Section  64  provides  that  an  infrastructure  consent  order  may  only  include provision authorising the compulsory acquisition of land if the Welsh Ministers are satisfied that the land is:
cy-gb	Mae adran 64 yn darparu na chaiff gorchymyn cydsyniad seilwaith gynnwys darpariaeth sy’n awdurdodi caffael tir yn orfodol onid yw Gweinidogion Cymru yn fodlon bod y tir:

en-gb	Section 30 – Pre-application consultation and publicity
cy-gb	Adran 30 – Ymgynghoriad a chyhoeddusrwydd cyn gwneud cais

en-gb	required for the development to which the infrastructure consent relates, required   to   facilitate   that   development   or   is   incidental   to   that development, or
cy-gb	 yn ofynnol er mwyn hwyluso’r datblygiad hwnnw neu fod y tir yn ddeilliadol i’r datblygiad hwnnw, neu

en-gb	Section  30  requires  a  person  who  proposes  to  submit  an  application  for infrastructure consent to carry out consultation on a proposed application prior to  its  submission.
cy-gb	Mae adran 30 yn ei gwneud yn ofynnol i berson sy’n cynnig cyflwyno cais am gydsyniad seilwaith gynnal ymgynghoriad ar gais arfaethedig cyn ei gyflwyno.

en-gb	Any  consultation  or  publicity  undertaken  prior  to  a prospective application receiving notice from the Welsh Ministers under section 29 shall not be treated as consultation or publicity under this section.
cy-gb	Nid yw unrhyw ymgynghoriad neu gyhoeddusrwydd a gynhelir cyn i gais arfaethedig gael hysbysiad gan Weinidogion Cymru o dan adran 29 i’w drin fel ymgynghoriad neu gyhoeddusrwydd o dan yr adran hon.

en-gb	This section also provides the Welsh Ministers with a power to make provision in regulations for, or in connection with, consultations required by this section, including (among other things) provision:
cy-gb	Mae’r  adran  hon  hefyd  yn  darparu  pŵer  i  Weinidogion  Cymru  i  wneud darpariaeth mewn rheoliadau ar gyfer ymgynghoriadau sy’n ofynnol gan yr adran hon, neu mewn cysylltiad â hwy, gan gynnwys (ymhlith pethau eraill) ddarpariaeth:

en-gb	 about the matters to be consulted on, including the benefits for people living in the area of the proposed development,
cy-gb	 ynghylch y materion i ymgynghori arnynt, gan gynnwys y manteision i bobl sy’n byw yn ardal y datblygiad arfaethedig,

en-gb	 about responding to consultations, including responding by preparing and publishing a report,
cy-gb	 ynghylch ymateb i ymgynghoriadau, gan gynnwys ymateb drwy lunio adroddiad a’i gyhoeddi,

en-gb	Application procedure
cy-gb	Y weithdrefn gwneud cais

en-gb	Section 31 – Change in the person who proposes to apply for infrastructure consent
cy-gb	Adran 31 – Newid yn y person sy’n cynnig gwneud cais am gydsyniad seilwaith

en-gb	Section 31 specifies that the duties in section 29(1) and 30(1) do not apply to a person proposing to apply for infrastructure consent under section 32 (“person A”) if notice has already been given in respect of the proposed development, or substantially the same proposed development, by a different person and that either—
cy-gb	Mae adran 31 yn pennu nad yw’r dyletswyddau yn adran 29(1) a 30(1) yn gymwys i berson sy’n cynnig gwneud cais am gydsyniad seilwaith o dan adran 32  (“person  A”)  os  oes  hysbysiad  wedi  ei  roi  eisoes  mewn  cysylltiad  â’r datblygiad arfaethedig, neu’r un datblygiad arfaethedig i raddau helaeth, gan berson gwahanol a bod naill ai—

en-gb	 the notice identifies person A as the person who will be applying for infrastructure consent, or
cy-gb	 yr hysbysiad yn pennu person A fel y person a fydd yn gwneud cais am gydsyniad seilwaith, neu

en-gb	 the arrangements for person A to make the application are made during, or as a result of, the consultation carried out under section 30.
cy-gb	 y trefniadau i berson A i wneud y cais yn cael eu gwneud yn ystod, neu o ganlyniad i, yr ymgynghoriad a gynhelir o dan adran 30.

en-gb	Section 32 - Applying for infrastructure consent
cy-gb	Adran 32 – Gwneud cais am gydsyniad seilwaith

en-gb	Section 32 requires an application for infrastructure consent to be made to the Welsh Ministers and provides that infrastructure consent may only be given if an application is made for it.
cy-gb	Mae adran 32 yn ei gwneud yn ofynnol i gais am gydsyniad seilwaith gael ei wneud  i  Weinidogion  Cymru  ac  yn  darparu  na  chaniateir  rhoi  cydsyniad seilwaith oni wneir cais amdano.

en-gb	There is also a requirement for an application for infrastructure consent to specify the development to which it relates and that it must include a pre-application consultation report and a draft infrastructure order.
cy-gb	Mae hefyd yn ofynnol i gais am gydsyniad seilwaith bennu’r datblygiad y mae’n ymwneud ag ef, a rhaid i’r cais gynnwys adroddiad ymgynghoriad cyn gwneud cais a gorchymyn seilwaith drafft.

en-gb	This section also enables the Welsh Ministers to make regulations that make provision about applications.
cy-gb	Mae’r adran hon hefyd yn galluogi Gweinidogion Cymru i wneud rheoliadau sy’n gwneud darpariaeth ynghylch ceisiadau.

en-gb	The provisions may include (among other things) provision about:
cy-gb	Caiff y darpariaethau gynnwys (ymhlith pethau eraill) ddarpariaeth ynghylch:

en-gb	 what information, documents or other materials must be included in an application,
cy-gb	 pa  wybodaeth,  dogfennau  neu  ddeunyddiau  eraill  y  mae  rhaid  eu cynnwys mewn cais,

en-gb	 how an application is processed,
cy-gb	 sut y prosesir cais,

en-gb	 how an application may be varied or withdrawn,  notices relating to an application, and
cy-gb	 sut y gellir amrywio cais neu ei dynnu yn ôl,  hysbysiadau yn ymwneud â chais, a

en-gb	 the period within which an application must be made (including any extensions of time).
cy-gb	 y cyfnod y mae rhaid gwneud cais o’i fewn (gan gynnwys unrhyw estyniadau i’r cyfnod hwnnw).

en-gb	The regulations may also confer a function on any person, including allowing the person to exercise discretion.
cy-gb	Caiff  y rheoliadau  hefyd  roi  swyddogaeth  i  unrhyw  berson,  gan  gynnwys caniatáu i’r person arfer disgresiwn.

en-gb	Section 33 – Deciding on the validity of an application and notifying the applicant
cy-gb	Adran 33 – Penderfynu ar ddilysrwydd cais a hysbysu’r ceisydd

en-gb	Section  33  requires  the  Welsh  Ministers,  on  receiving  an  application  for infrastructure consent, to decidewhether ornot to accept an application as valid.
cy-gb	Mae adran 33 yn ei gwneud yn ofynnol i Weinidogion Cymru, pan fônt yn cael cais am gydsyniad seilwaith, benderfynu a ydynt yn derbyn cais fel cais dilys ai peidio.

en-gb	An application must be considered valid if it is received within the period specified in regulations and complies with the requirements imposed by or under section 32.
cy-gb	Rhaid ystyried bod cais yn ddilys os yw’n dod i law o fewn y cyfnod a bennir mewn rheoliadau a’i fodyn cydymffurfio â’r gofynion a osodir gan adran 32 neu odani.

en-gb	The Welsh Ministers must give notice to the applicant of a decision to accept the application as a valid application.
cy-gb	Rhaid i Weinidogion Cymru roi hysbysiad i’r ceisydd am benderfyniad i dderbyn y cais fel cais dilys.

en-gb	Where an infrastructure consent order authorises the acquisition of land and extinguishes a non-vehicular public right of way over the land, the order cannot provide for the right of way to be extinguished earlier than the date on which the order is published. And the Welsh Ministers must direct that the right of way revives if the right is extinguished before the acquisition of the land is completed and, at any time after the time that the right is extinguished it appears to the Welsh Ministers that the proposal to acquire the land has been abandoned.
cy-gb	Pan fo gorchymyn cydsyniad seilwaith yn awdurdodi caffael tir ac yn diddymu hawl tramwy cyhoeddus nad yw’n hawl tramwy cerbydol dros y tir, ni chaiff y gorchymyn ddarparu i’r hawl tramwy gael ei diddymu yn gynharach na’r dyddiad y cyhoeddir y gorchymyn, a rhaid i Weinidogion Cymru gyfarwyddo y bydd yr hawl tramwy yn cael ei adfer os diddymir yr hawl dros y tir cyn cwblhau caffael y tir ac, ar unrhyw adeg ar ôl yr adeg y diddymir yr hawl ei bod yn ymddangos i Weinidogion Cymru y rhoddwyd y gorau i’r cynnig i gaffael y tir.

en-gb	Where an application does not comply with the requirements in this section or section 32 and so cannot be accepted by the Welsh Ministers, they must notify the applicant of this decision, and give the reasons why it cannot be accepted as valid.
cy-gb	Pan na fo cais yn cydymffurfio â’r gofynion yn yr adran hon neu adran 32 ac na ellir felly ei dderbyn gan Weinidogion Cymru, rhaid iddynt roi hysbysiad i’r ceisydd am y penderfyniad hwn, a rhoi’r rhesymau pam na ellir ei dderbyn fel cais dilys.

en-gb	Section 34 – Notice of accepted applications and publicity
cy-gb	Adran 34 – Hysbysiad am geisiadau a dderbynnir a chyhoeddusrwydd

en-gb	Section 34 requires the Welsh Ministers to notify certain parties where they have accepted an application as valid.
cy-gb	Mae adran 34 yn ei gwneud yn ofynnol i Weinidogion Cymru hysbysu partïon penodol pan fônt wedi derbyn cais fel cais dilys.

en-gb	Where development is in Wales notice must be given to each local planning authority  and  community  council  in  which  the  proposed  development  is located.
cy-gb	Pan  fo  datblygiad  yng  Nghymru,  rhaid  rhoi  hysbysiad  i  bob  awdurdod cynllunio lleol a chyngor cymuned y lleolir y datblygiad arfaethedig ynddo.

en-gb	Notice must also be given to constituency and regional Members of the Senedd  and  to  Members  of  Parliament  who  represent  each  area  where  a proposed development is located.
cy-gb	Rhaid rhoi hysbysiad hefyd i Aelodau o’r Senedd etholaethol a rhanbarthol, ac i Aelodau Seneddol sy’n cynrychioli pob ardal y lleolir y datblygiad arfaethedig ynddi.

en-gb	Where development is in the Welsh marine area, notice must be given to any local planning authority or community council the Welsh Ministers consider appropriate  and  Natural  Resources  Wales.
cy-gb	Pan  fo  datblygiad  yn  ardal  forol  Cymru,  rhaid  rhoi  hysbysiad  i  unrhyw awdurdod cynllunio lleol neu gyngor cymuned y mae Gweinidogion Cymru yn ystyried eu bod yn briodol ac i Gyfoeth Naturiol Cymru.

en-gb	Notice  must  also  be  given  to constituency and regional Members of the Senedd, in addition to Members of Parliament that the Welsh Ministers consider appropriate.
cy-gb	Rhaid rhoi hysbysiad hefyd i Aelodau o’r Senedd etholaethol a rhanbarthol, yn ogystal ag Aelodau Seneddol y mae Gweinidogion Cymru yn ystyried eu bod yn briodol.

en-gb	The Welsh Ministers must also notify any other persons specified in regulations.
cy-gb	Rhaid i Weinidogion Cymru hefyd hysbysu unrhyw bersonau eraill a bennir mewn rheoliadau.

en-gb	This section also requires the Welsh Ministers to publicise an application in the way specified in regulations and in any notice or publicity include the date by which any representations must be received, which will not expire before the end of a minimum representation period specified in regulations.
cy-gb	Mae’r adran hon hefyd yn ei gwneud yn ofynnol i Weinidogion Cymru roi cyhoeddusrwydd i gais yn y modd a bennir mewn rheoliadau ac mewn unrhyw hysbysiad neu gyhoeddusrwydd rhaid cynnwys y dyddiad cau ar gyfer cael sylwadau, ac ni chaiff y dyddiad cau ddod i ben cyn diwedd cyfnod byrraf ar gyfer sylwadau a bennir mewn rheoliadau.

en-gb	However, the Welsh Ministers have the ability to extend the deadline by which representations must be received and may also extend the deadline more than once.
cy-gb	Fodd bynnag, gall Gweinidogion Cymru estyn y dyddiad cau ar gyfer cael sylwadau, a chânt hefyd estyn y dyddiad cau fwy nag unwaith.

en-gb	Where this power is used, the Welsh Ministers are required to undertake publicity   and   notification   again,   specifying   the   new   date   by   which representations must be received and their reasons for extending the deadline.
cy-gb	Pan arferir y pŵer hwn, mae’n ofynnol i Weinidogion Cymru ymgymryd â chyhoeddusrwydd a rhoi hysbysiad eto, gan bennu’r dyddiad cau newydd ar gyfer cael sylwadau a’u rhesymau dros estyn y dyddiad cau.

en-gb	This section also allows for the Welsh Ministers to direct the applicant to notify persons of an application and publicise an application in the way specified in the direction.
cy-gb	Mae’r adran hon hefyd yn caniatáu i Weinidogion Cymru gyfarwyddo’r ceisydd i hysbysu personau am gais a rhoi cyhoeddusrwydd i’r cais yn y modd a bennir yn y cyfarwyddyd.

en-gb	Any publicity must include the date by which any representations must  be  received,  which  will  not  expire  before  the  end  of  a  minimum representation period specified in regulations.
cy-gb	Rhaid i unrhyw gyhoeddusrwydd gynnwys y dyddiad cau ar gyfer cael sylwadau, na fydd yn dod i ben cyn diwedd y cyfnod byrraf argyfer sylwadau a bennir mewn rheoliadau.

en-gb	Where a direction is given under subsection (10), and the deadline is extended, the Welsh Ministers must give a further direction requiring the applicant to give a further notice to the same persons, and undertake further publicity in the same way.
cy-gb	Pan roddir cyfarwyddyd o dan is-adran (10), a bod y dyddiad cau yn cael ei estyn, rhaid i Weinidogion Cymru roi cyfarwyddyd pellach sy’n ei gwneud yn ofynnol  i’r ceisydd roi hysbysiad  pellach  i’r un  personau, ac  ymgymryd â chyhoeddusrwydd pellach yn yr un ffordd.

en-gb	Section 35 – Regulations about notices and publicity
cy-gb	Adran 35 – Rheoliadau ynghylch hysbysiadau a chyhoeddusrwydd 

en-gb	Section 35 provides the Welsh Ministers power to make regulations:
cy-gb	Mae adran 35 yn rhoi pŵer i Weinidogion Cymru i wneud rheoliadau:

en-gb	 on the form and content of notices of accepted applications (section 33) and  notices  of  publicity  (section  34),  how  they  are  given,  and  the timescales for giving them,
cy-gb	 ynghylch ffurf a chynnwys hysbysiadau am geisiadau a dderbynnir (adran  33)  a  hysbysiadau  am  gyhoeddusrwydd  (adran  34),  sut  y’u rhoddir a’r amserlenni ar gyfer eu rhoi,

en-gb	 on how representations are to be given in response to notification or publicity under section 34, the form and content of such representations and timescales for submission,
cy-gb	 ynghylch sut y mae sylwadau i’w rhoi mewn ymateb i hysbysiad neu gyhoeddusrwydd o dan adran 34, ffurf a chynnwys y sylwadau hynny a’r amserlenni ar gyfer eu cyflwyno,

en-gb	 imposing a requirement on specified persons to respond to a notice given under section 34(2)(c), and
cy-gb	 sy’n gosod gofyniad ar bersonau a bennir mewn rheoliadau i ymateb i hysbysiad a roddir o dan adran 34(2)(c), ac

en-gb	 on how persons may respond to publicity under section 34 and how representations are to be publicised.
cy-gb	 ynghylch sut y caiff personau ymateb i gyhoeddusrwydd o dan adran 34 a sut y rhoddir cyhoeddusrwydd i sylwadau.

en-gb	This section requires the Welsh Ministers to publish an infrastructure consent order in such manner as they consider appropriate.
cy-gb	Mae’r adran hon yn ei gwneud yn ofynnol i Weinidogion Cymru gyhoeddi gorchymyn cydsyniad seilwaith yn y modd y maent yn ystyried ei fod yn briodol.

en-gb	Regulations may also confer a function, including a function involving the exercise of a discretion, on any person to ensure publicity and notification requirements are undertaken by the most appropriate party on a case-by-case basis.
cy-gb	Caiff  rheoliadau  hefyd  roi  swyddogaeth,  gan  gynnwys  swyddogaeth  sy’n ymwneud ag arfer disgresiwn, i unrhyw berson er mwyn sicrhau yr ymgymerir â’r gofynion o ran rhoi cyhoeddusrwydd a rhoi hysbysiad gan y parti mwyaf priodol fesul achos unigol.

en-gb	Section 36 – Local impact reports
cy-gb	Adran 36 – Adroddiadau ar yr effaith leol

en-gb	Section 36 makes provision about local planning authorities and community councils responding to notification or publicity about proposed development by a local impact report which is a report that gives details of the likely impact of a proposed development within the area of a local authority and community council.
cy-gb	Mae adran 36 yn gwneud darpariaeth ynghylch awdurdodau cynllunio lleol a chynghorau cymuned yn ymateb i hysbysiad neu gyhoeddusrwydd ynghylch datblygiad  arfaethedig  drwy  gyflwyno  adroddiad  ar  yr  effaith  leol  sef adroddiad   sy’n   nodi   manylion   ynghylch   effaith   debygol   y   datblygiad arfaethedig ar ardal awdurdod lleol a chyngor cymuned.

en-gb	Where a proposed development is in the area of a local planning authority and the authority  receives notification  of an accepted application under section 34(2)(a)(i) the authority must submit a local impact report to the Welsh Ministers before the deadline specified in the notice.
cy-gb	Pan fo datblygiad arfaethedig yn ardal awdurdod cynllunio lleol a bod yr awdurdod yn cael hysbysiad o gais a dderbynnir o dan adran 34(2)(a)(i) rhaid i’r awdurdod gyflwyno adroddiad ar yr effaith leol i Weinidogion Cymru cyn y dyddiad cau a bennir yn yr hysbysiad.

en-gb	A  community  council  which  is  notified  of  a  proposed  development  under section 34(2)(a)(ii) may also, but is not required to, submit a local impact report to the Welsh Ministers before the deadline specified in the notice.
cy-gb	Caiff cyngor cymuned a hysbysir am ddatblygiad arfaethedig o dan adran 34(2)(a)(ii) hefyd gyflwyno adroddiad ar yr effaith leol i Weinidogion Cymru cyn y dyddiad cau a bennir yn yr hysbysiad, ond nid yw’n ofynnol iddo wneud hynny.

en-gb	Where a proposed development is in the Welsh marine area, any local planning authority  or  community  council  which  is  given  notice  of  the  proposed development under section 34(2)(b)(ii) may submit a local impact report to the Welsh Ministers before the deadline specified in the notice.
cy-gb	Pan fo datblygiad arfaethedig yn ardal forol Cymru, caiff unrhyw awdurdod cynllunio lleol neu gyngor cymuned y rhoddir hysbysiad iddo am y datblygiad arfaethedig o dan adran 34(2)(b)(ii) gyflwyno adroddiad ar yr effaith leol i Weinidogion Cymru cyn y dyddiad cau a bennir yn yr hysbysiad.

en-gb	Where a planning authority or community council submits a local impact report otherwise than in response to a notice under section 34(2), they must submit the local impact report to the Welsh Ministers before the deadline specified in the publicity undertaken under section 34(3).
cy-gb	Pan fo awdurdod cynllunio neu gyngor cymuned yn cyflwyno adroddiad ar yr effaith leol ac eithrio mewn ymateb i hysbysiad a roddir o dan adran 34(2), rhaid iddynt gyflwyno’r adroddiad ar yr effaith leol i Weinidogion Cymru cyn y dyddiad cau a bennir mewn cyhoeddusrwydd o dan adran 34(3).

en-gb	This section also provides the Welsh Ministers with a regulation-making power to prescribe the form and content of a local impact report and any report submitted to the Welsh Ministers must comply with the requirements specified in the regulations.
cy-gb	Mae’r  adran  hon  hefyd  yn  darparu  pŵer  i  Weinidogion  Cymru  i  wneud rheoliadau i ragnodi ffurf a chynnwys adroddiad ar yr effaith leol a rhaid i unrhyw adroddiad a gyflwynir i WeinidogionCymrugydymffurfio â’rgofynion a bennir yn y rheoliadau.

en-gb	Section 37 – Marine impact reports
cy-gb	Adran 37 – Adroddiadau effaith ar y môr

en-gb	If the draft order submitted in an application for infrastructure consent contains provision for a deemed marine licence, section 37 requires Natural Resources Wales to submit to the Welsh Ministers a marine impact report where it is notified of an application for proposed development in the Welsh marine area.
cy-gb	Os yw’r gorchymyn drafft a gyflwynir mewn cais am gydsyniad seilwaith yn cynnwys darpariaeth ar gyfer trwydded forol dybiedig, mae adran 37 yn ei gwneud yn ofynnol i Gyfoeth Naturiol Cymru gyflwyno adroddiad effaith ar y môr  i  Weinidogion  Cymru  pan  gaiff  ei  hysbysu  am  gais  am  ddatblygiad arfaethedig yn ardal forol Cymru.

en-gb	Subsection  (2)  provides  that  the  Welsh  Ministers  may  also  direct  Natural Resources Wales to submit a marine impact report in respect of an application for infrastructure consent.
cy-gb	Mae is-adran (2) yn darparu y caiff Gweinidogion Cymru hefyd gyfarwyddo Cyfoeth Naturiol Cymru i gyflwyno adroddiad effaith ar y môr mewn cysylltiad â chais am gydsyniad seilwaith.

en-gb	Subsection (3) provides that Natural Resources Wales may submit a marine impact report in respect of an application for infrastructure consent otherwise than in response to a notice given under section 34(2)(b) or a direction given under section 37(2).
cy-gb	Mae  is-adran  (3)  yn  darparu  y  caiff  Cyfoeth  Naturiol  Cymru  gyflwyno adroddiad effaith ar y môr mewn cysylltiad â chais am gydsyniad seilwaith ac eithrio  mewn  ymateb  i  hysbysiad  a  roddir  o  dan  adran   34(2)(b)  neu gyfarwyddyd a roddir o dan adran 37(2).

en-gb	Subsection (7) gives examples of some of the things that the power under subsection (1) to change or revoke infrastructure consent orders can be used to do. It includes, for example, requiring the removal or alteration of buildings or existing requirements and requiring the discontinuance of a use of land.
cy-gb	Mae is-adran (7) yn rhoi enghreifftiau o rai o’r pethau y gellir eu gwneud gan ddefnyddio’r  pŵer  o  dan  is-adran  (1)  i  newid  neu  ddirymu  gorchmynion cydsyniad seilwaith. Mae’n cynnwys, er enghraifft, ei gwneud yn ofynnol i symud ymaith neu addasu adeiladau neu ofynion presennol a’i gwneud yn ofynnol i roi’r gorau i ddefnydd o dir.

en-gb	This section provides the Welsh Ministers with a power to make regulations about the procedure for changing and revoking infrastructure consent orders.
cy-gb	Mae’r  adran  hon  yn  rhoi  pŵer  i  Weinidogion  Cymru  i  wneud  rheoliadau ynghylch  y  weithdrefn  ar  gyfer  newid  a  dirymu  gorchmynion  cydsyniad seilwaith.

en-gb	A marine impact report must give details of the likely impact of a proposed development on the marine environment.
cy-gb	Rhaid i adroddiad effaith ar y môr roi manylion am effaith debygol y datblygiad arfaethedig ar yr amgylchedd morol.

en-gb	The regulations may, for example, make provision about how an application for changing or revoking an infrastructure consent must be made, the decision-making process for such an application and the effect of a decision to exercise the power to change or revoke an order.
cy-gb	Caiff y rheoliadau, er enghraifft, wneud darpariaeth ynghylch sut y mae rhaid gwneud cais i newid neu ddirymu cydsyniad seilwaith, y broses o wneud penderfyniad ar gyfer cais o’r fath ac effaith penderfyniad i arfer y pŵer i newid neu ddirymu gorchymyn.

en-gb	A report submitted in response to subsection (1) must be submitted to the Welsh Ministers before the deadline specified in the notice.
cy-gb	Rhaid i adroddiad a gyflwynir mewn ymateb i is-adran (1) gael ei gyflwyno i Weinidogion Cymru cyn y dyddiad cau a bennir yn yr hysbysiad.

en-gb	A report submitted in response to a direction under subsection (2) must be submitted to the Welsh Ministers before the deadline specified in the direction.
cy-gb	Rhaid i adroddiad a gyflwynir mewn ymateb i gyfarwyddyd o dan is-adran (2) gael ei gyflwyno i Weinidogion Cymru cyn y dyddiad cau a bennir yn y cyfarwyddyd.

en-gb	A marine impact report submitted voluntarily, otherwise than in response to a notice or a direction must be submitted within the deadline provided for responding to publicity under section 34(3).
cy-gb	Rhaid i adroddiad effaith ar y môr a gyflwynir yn wirfoddol, ac eithrio mewn ymateb i hysbysiad neu gyfarwyddyd, gael ei gyflwyno cyn y dyddiad cau a ddarperir ar gyfer ymateb i gyhoeddusrwydd o dan adran 34(3).

en-gb	This section also provides the Welsh Ministers with a regulation-making power to prescribe the form and content of a marine impact report and any report submitted to the Welsh Ministers must comply with such requirements as are prescribed in regulations.
cy-gb	Mae’r  adran  hon  hefyd  yn  darparu  pŵer  i  Weinidogion  Cymru  i  wneud rheoliadau i ragnodi ffurf a chynnwys adroddiad effaith ar y môr a rhaid i unrhyw adroddiad a gyflwynir i WeinidogionCymrugydymffurfio â’rgofynion hynny a bennir mewn rheoliadau.

en-gb	Section 38 – Notice of persons interested in land to which compulsory acquisition request relates
cy-gb	Adran 38 – Hysbysiad am bersonau a chanddynt fuddiant mewn tir y mae archiad caffael gorfodol yn ymwneud ag ef

en-gb	Provision  about  compensation  for  changing  or  revoking  an  infrastructure consent order is made in Schedule 2.
cy-gb	Gwneir darpariaeth ynghylch digolledu am newid neu ddirymu gorchymyn cydsyniad seilwaith yn Atodlen 2.

en-gb	This  section  provides  that  where  the  Welsh  Ministers  have  accepted  an application for infrastructure consent that includes a request for authorisation of the compulsory acquisition of land or an interest in or right over land, the applicant must give the Welsh Ministers the names and such other information as may be specified in regulations in relation to persons with an interest in the land.
cy-gb	Mae’r adran hon yn darparu, pan fo Gweinidogion Cymru wedi derbyn cais am gydsyniad seilwaith sy’n cynnwys archiad i awdurdodi caffael yn orfodol dir, neu fuddiant mewn tir neu hawl dros dir, fod rhaid i’r ceisydd roi enwau ac unrhyw  wybodaeth  arall  a  bennir  mewn  rheoliadau  mewn  perthynas  â phersonau a chanddynt fuddiant yn y tir i Weinidogion Cymru.

en-gb	The applicant is required to make diligent inquiry to ascertain the names of affected persons.
cy-gb	Mae’n ofynnol i’r ceisydd ymholi’n ddyfal i ganfod enwau personau yr effeithir arnynt.

en-gb	Section 39 – Consultation post-application in relation to compulsory acquisition
cy-gb	Adran 39 – Ymgynghoriad ar ôl cais mewn perthynas â chaffael gorfodol

en-gb	Section 39 provides the Welsh Ministers with a regulation making power to make provision for and in connection with consultation by an applicant for infrastructure  consent  where  the  application  includes  a  request  for  the compulsory acquisition of land.
cy-gb	Mae adran 39 yn darparu pŵer i Weinidogion Cymru i wneud rheoliadau er mwyn   gwneud   darpariaeth   i   geisydd   am   gydsyniad   seilwaith   gynnal ymgynghoriad pan fo’rcais yn cynnwys archiad i gaffael tir yn orfodol, ac mewn cysylltiad â hynny.

en-gb	The regulations may include detailed provision about the consultation required, including information that is to be provided during the consultation and its timetable.
cy-gb	Caiff y rheoliadau gynnwys darpariaeth fanwl ynghylch yr ymgynghoriad sy’n ofynnol, gan gynnwys yr wybodaeth sydd i’w darparu yn ystod yr ymgynghoriad ac amserlen yr ymgynghoriad.

en-gb	Part 4 – Examining applications
cy-gb	Rhan 4 – Archwilio ceisiadau

en-gb	Part  4  of  the  Act  sets  out  the  processes  and  procedures  for  examining applications for infrastructure consent.
cy-gb	Mae Rhan 4 o’r Ddeddf yn nodi’r prosesau a’r gweithdrefnau ar gyfer archwilio ceisiadau am gydsyniad seilwaith.

en-gb	Appointing an examining authority
cy-gb	Penodi awdurdod archwilio

en-gb	Section 40 – Appointing an examining authority
cy-gb	Adran 40 – Penodi awdurdod archwilio

en-gb	Section 40(1) requires the Welsh Ministers to appoint a person or a panel of persons to examine each valid application for infrastructure consent.
cy-gb	Mae adran 40(1) yn ei gwneud yn ofynnol i Weinidogion Cymru benodi person neu banel o bersonau i archwilio pob cais dilys am gydsyniad seilwaith.

en-gb	Subsection (2) provides that the Welsh Ministers may (but are not required to) appoint a person or a panel of persons to examine an application to revoke or change an infrastructure consent order.
cy-gb	Mae is-adran (2) yn darparu y caiff Gweinidogion Cymru benodi person neu banel o bersonau i archwilio cais i ddirymu neu newid gorchymyn cydsyniad seilwaith (er nad yw’n ofynnol i Weinidogion Cymru wneud hynny).

en-gb	In deciding whether to appoint a person or a panel of persons to examine such an application, the Welsh Ministers must apply any criteria set out in a document published under subsection (3).
cy-gb	Wrth benderfynu pa un a ddylid penodi person neu banel o bersonau i archwilio cais o’r fath, rhaid i Weinidogion Cymru gymhwyso unrhyw feini prawf a nodir mewn dogfen a gyhoeddir o dan is-adran (3).

en-gb	The Welsh Ministers may make or revoke an appointment of a person or person on a panel at any time.
cy-gb	Caiff  Gweinidogion  Cymru  benodi  person  neu  benodi  person  i  banel  neu ddirymu penodiad person neu berson ar banel ar unrhyw adeg.

en-gb	This section also provides the Welsh Ministers with a power to make regulations making further provision for, or in connection with, the appointment of a person or a panel under this section.
cy-gb	Mae’r  adran  hon  hefyd  yn  darparu  pŵer  i  Weinidogion  Cymru  i  wneud rheoliadau sy’n gwneud darpariaeth bellach ar gyfer penodi person neu benodi panel o dan yr adran hon, neu mewn cysylltiad â hynny.

en-gb	A person or panel of persons appointed under this section is referred to in the Act as an “examining authority”.
cy-gb	Yn y Ddeddf cyfeirir at berson neu banel o bersonau a benodir o dan yr adran hon fel “awdurdod archwilio”.

en-gb	Examining applications
cy-gb	Archwilio ceisiadau

en-gb	Section 41 – Examining authority to examine applications
cy-gb	Adran 41 – Awdurdod archwilio i archwilio ceisiadau

en-gb	Section 41 provides that an examining authority has the function of examining an application in respect of which it has been appointed.
cy-gb	Mae  adran  41  yn  darparu  bod  gan  awdurdod archwilio  y swyddogaeth  o archwilio cais y’i penodir mewn cysylltiad ag ef.

en-gb	Section 42 – Choice of inquiry, hearing or written procedure
cy-gb	Adran 42 – Dewis o ymchwiliad, gwrandawiad neu weithdrefn ysgrifenedig 

en-gb	The  examining  authority  must  determine  whether  the  application  is  to  be examined on the basis of the application and any written representations (if any) about the application at a hearing, at a local inquiry, or by any combination of these procedures.
cy-gb	Rhaid i’r awdurdod archwilio ddyfarnu pa un a yw’r cais i’w archwilio ar sail y cais ac ar sail unrhyw sylwadau ysgrifenedig (os oes rhai) ynghylch y cais mewn gwrandawiad,  mewn  ymchwiliad  lleol  neu  drwy  unrhyw  gyfuniad  o’r gweithdrefnau hyn.

en-gb	The examining authority must provide for examination of the application to include a hearing, unless the determination provides for a local inquiry or the examining authority considers a hearing would not assist the examination.
cy-gb	Rhaid i’r awdurdod archwilio ddarparu y bydd archwiliad o’r cais yn cynnwys gwrandawiad, oni bai bod y dyfarniad yn darparu ar gyfer ymchwiliad  lleol  neu  fod  yr  awdurdod  archwilio  yn  ystyried  na  fyddai gwrandawiad yn cynorthwyo’r archwiliad.

en-gb	The examining authority may vary its determination as to how an application is to be examined at any time before the application being examined is decided.
cy-gb	Caniateir i’r awdurdod archwilio amrywio ei ddyfarniad o ran sut y mae cais i’w archwilio ar unrhyw adeg cyn y penderfynir ar y cais sy’n cael ei archwilio.

en-gb	Subsection (7) provides that Part 1 of the Land Compensation Act 1973 (c. 26) (compensation for depreciation of land value by physical factors caused by use of public works) applies in relation to authorised works as if:
cy-gb	Mae is-adran (7) yn darparu bod Rhan 1 o Ddeddf Digollediad Tir 1973 (p. 26) (digollediad am ddibrisiant yng ngwerth tir gan ffactorau ffisegol a achosir gan ddefnydd  o  waith   cyhoeddus)   yn   gymwys  mewn   perthynas   â  gwaith awdurdodedig fel pe bai:

en-gb	The  examining  authority  is  required  to  notify  any  person  or  person  of  a description specified in regulations of its determination under subsection (1).
cy-gb	Mae’n ofynnol i’r awdurdod archwilio hysbysu unrhyw berson neu unrhyw berson o ddisgrifiad a bennir mewn rheoliadau am ei ddyfarniad o dan is-adran (1).

en-gb	The examining authority must also notify persons specified in regulations if it varies a determination made under subsection (1).
cy-gb	Rhaid i’r awdurdod archwilio hefyd hysbysu personau a bennir mewn rheoliadau os bydd yn amrywio dyfarniad a wnaed o dan is-adran (1).

en-gb	This section also requires the Welsh Ministers to publish a document setting out the criteria to be applied by an examining authority in determining how an application is to be examined.
cy-gb	Mae’r  adran  hon  hefyd  yn  ei  gwneud  yn  ofynnol  i  Weinidogion  Cymru gyhoeddi dogfen sy’n nodi’r meini prawf sydd i’w cymhwyso gan awdurdod archwilio wrth ddyfarnu sut y mae cais i’w archwilio.

en-gb	The functions of an examining authority are subject to any provision made by regulations under section 43 or 44.
cy-gb	Mae   swyddogaethau  awdurdod  archwilio   yn  ddarostyngedig   i  unrhyw ddarpariaeth a wneir drwy reoliadau o dan adran 43 neu 44.

en-gb	Section 43 – Open-floor hearings
cy-gb	Adran 43 – Gwrandawiadau llawr agored

en-gb	Section 43 provides the Welsh Ministers with a power to make regulations to require an examining authority to cause an open-floor hearing to be held in connection  with  the  examination  of  an  application  under  Part  4.
cy-gb	Mae adran 43 yn darparu pŵer i Weinidogion Cymru i wneud rheoliadau i’w gwneud yn ofynnol i awdurdod archwilio beri bod gwrandawiad llawr agored yn cael ei gynnal mewn cysylltiad ag archwilio cais o dan Ran 4.

en-gb	And  the regulations may make the requirement to hold an open-floor hearing subject to conditions.
cy-gb	A chaiff y rheoliadau  wneud  y  gofyniad  i  gynnal  gwrandawiad  llawr  agored  yn ddarostyngedig i amodau.

en-gb	In this section an “open-floor hearing” is where each interested party is entitled to make oral representations about the application, subject to the examining authority’s powers of control over the conduct of the hearing.
cy-gb	Yn yr adran hon “gwrandawiad llawr agored” yw gwrandawiad lle y mae gan bob parti a chanddo fuddiant hawlogaeth i wneud sylwadau  llafar  ynghylch  y  cais,  yn  ddarostyngedig  i  bwerau’r  awdurdod archwilio i reoli’r dull o gynnal y gwrandawiad.

en-gb	Section 44 – Examination procedure
cy-gb	Adran 44 – Y weithdrefn archwilio

en-gb	Section 44 provides the Welsh Ministers with a power to make regulations about the  procedure  to  be  followed  in  connection  with  the  examination  of  an application under Part 4.
cy-gb	Mae adran 44 yn darparu pŵer i Weinidogion Cymru i wneud rheoliadau ynghylch y weithdrefn sydd i’w dilyn mewn cysylltiad ag archwilio cais o dan Ran 4.

en-gb	Section 45 – Power to enter land in connection with examination
cy-gb	Adran 45 – Pŵer i fynd ar dir mewn cysylltiad ag archwiliad

en-gb	Section 45 provides that a person authorised in writing by the Welsh Ministers may, at a reasonable time, enter land in Wales to inspect the land in connection with the examination of an application.
cy-gb	Mae adran 45 yn darparu y caiff person sydd wedi ei awdurdodi’n ysgrifenedig gan Weinidogion Cymru fynd ar dir yng Nghymru ar adeg resymol er mwyn edrych ar y tir mewn cysylltiad â’r archwiliad o gais.

en-gb	Subsection (2) sets out the conditions that apply where a person is entering land.
cy-gb	Mae is-adran (2) yn nodi’r amodau sy’n gymwys pan fo person yn mynd ar dir.

en-gb	Subsection (2)(e) allows the Welsh Ministers to set other conditions for the entering of land in the giving of their authorisation.
cy-gb	Mae is-adran (2)(e) yn caniatáu i Weinidogion Cymru bennu amodau eraill ar gyfer mynd ar y tir wrth roi eu hawdurdodiad.

en-gb	A person commits an offence if they intentionally obstruct a person exercising the power to enter land and is liable on summary conviction to a fine.
cy-gb	Mae person yn cyflawni trosedd os yw’n rhwystro’n fwriadol berson sy’n arfer y pŵer i fynd ar dir ac mae’n agored ar euogfarn ddiannod i ddirwy.

en-gb	Section 46 – Power to enter Crown land in connection with examination
cy-gb	Adran 46 – Pŵer i fynd ar dir y Goron mewn cysylltiad ag archwiliad

en-gb	Section 46 provides that a person must not enter Crown land in connection with the examination of an application, unless they have the permission of a person appearing to be entitled to give it or of the appropriate Crown authority (see section 134 for the definition of “appropriate Crown authority”).
cy-gb	Mae adran 46 yn darparu na chaiff person fynd ar dir y Goron mewn cysylltiad ag archwiliad o gais, oni fo wedi cael caniatâd person yr ymddengys bod ganddo hawl i’w roi neu awdurdod priodol y Goron (gweler adran 134 am y diffiniad o “awdurdod priodol y Goron”).

en-gb	This section also provides that specified subsections of section 45 do not apply in relation to Crown land.
cy-gb	Mae’r adran hon hefyd yn darparu nad yw is-adrannau penodedig o adran 45 yn gymwys mewn perthynas â thir y Goron.

en-gb	Section 47 – Power of examining authority to hold local inquiry
cy-gb	Adran 47 – Pŵer awdurdod archwilio i gynnal ymchwiliad lleol

en-gb	Section 109 – Rights of entry: Crown land
cy-gb	Adran 109 – Hawliau mynediad: tir y Goron

en-gb	Section 47 allows an examining authority to hold a local inquiry for the purposes of examining an application.
cy-gb	Mae adran 47 yn caniatáu i awdurdod archwilio gynnal ymchwiliad lleol at ddibenion archwilio cais.

en-gb	The examining authority may, by summons, require any person to attend an inquiry in accordance with the requirements specified in the summons and to give evidence, and require any person to produce any documents which relate to any matter in question at the inquiry.
cy-gb	Caiff yr awdurdod archwilio, drwy wŷs, ei gwneud yn ofynnol i unrhyw berson fod yn bresennol yn yr ymchwiliad yn unol â’r gofynion a bennir yn y wŷs a rhoi tystiolaeth,   a’i   gwneud  yn   ofynnol   i  unrhyw   berson   ddangos   unrhyw ddogfennau sy’n ymwneud ag unrhyw fater o dan sylw yn yr ymchwiliad.

en-gb	The summons must specify the time and place at which the person is required to attend.
cy-gb	Rhaid i’r wŷs bennu ar ba adeg ac ym mha le y mae’n ofynnol i’r person fod yn bresennol.

en-gb	However, the person is not required to attend unless their expenses for attending are paid or offered to them.
cy-gb	Fodd bynnag, nid yw’n ofynnol i’r person fod yn bresennol oni fo’i dreuliau am fod yn bresennol yn cael eu talu neu eu cynnig i’r person.

en-gb	 powers to require attendance of certain persons,  powers to direct vessels or marine installations to port,  powers relating to assisting enforcement officers, and  powers to use reasonable force.
cy-gb	 pwerau i’w gwneud yn ofynnol i bersonau penodol fod yn bresennol,  pwerau i gyfarwyddo llestrau neu osodiadau morol i borthladd,  pwerau sy’n ymwneud â chynorthwyo swyddogion gorfodi, a  pwerau i ddefnyddio grym rhesymol.

en-gb	Where a person refuses or deliberately fails to comply with a requirement of a summons or deliberately alters, suppresses, conceals or destroys a document they are required to produce, they will have committed an offence and can be tried in the Magistrates Court or in the Crown Court.
cy-gb	Pan fo person yn gwrthod cydymffurfio â gofyniad mewn gwŷs neu’n methu â chydymffurfio â gofyniad o’r fath yn fwriadol, neu’n newid, yn atal, yn cuddio neu’n dinistrio’n fwriadol ddogfen y mae’n ofynnol i’r person ei dangos, bydd y person wedi cyflawni trosedd a gellir ei roi ar brawf mewn Llys Ynadon neu Lys y Goron.

en-gb	If found guilty, they will be liable to an unlimited fine.
cy-gb	Os dyfernir y person yn euog, bydd yn agored i ddirwy ddiderfyn.

en-gb	The examining authority holding the inquiry mayalso administer oaths and take evidence on oath.
cy-gb	Caiff yr awdurdod archwilio sy’n cynnal yr ymchwiliad hefyd weinyddu llwon a chymryd tystiolaeth o dan lw.

en-gb	Section 48 – Access to evidence at inquiry
cy-gb	Adran 48 – Mynediad at dystiolaeth mewn ymchwiliad

en-gb	Where a local inquiry is held, this section requires that all oral evidence is to be heard in public and that all documentary evidence is to be open to the public for inspection.
cy-gb	Pan gynhelir ymchwiliad lleol, mae’r adran hon yn ei gwneud yn ofynnol bod yr  holl  dystiolaeth  lafar  yn  cael  ei  chlywed  yn  gyhoeddus  a  bod  yr  holl dystiolaeth ddogfennol ar gael i’r cyhoedd edrych arni.

en-gb	Section 112(1) provides that an offence is committed where a person on whom an information notice has been served does not comply with a requirement of the notice after a period of 21 days from the day on which the notice was served, but there is a defence if the person can prove a reasonable excuse for failing to comply.
cy-gb	Mae adran 112(1) yn darparu bod person yn cyflawni trosedd pan nad yw person y cyflwynwyd hysbysiad gwybodaeth iddo yn cydymffurfio â gofyniad yn yr hysbysiad ar ôl diwedd cyfnod o 21 o ddiwrnodau sy’n dechrau â’r diwrnod y cyflwynwyd yr hysbysiad, ond mae’n amddiffyniad i’r person os yw’n gallu profi bod ganddo esgus rhesymol dros fethu â chydymffurfio.

en-gb	But the Welsh Ministers or the Secretary of State (a “ministerial authority”) may direct that oral evidence is to be heard and documents are to be inspected by specific  persons  only  (and  not  the  public)  if  they  are  satisfied  that  public disclosure of evidence would likely result in the disclosure of information about national security or measures taken (or to be taken) to ensure the security of any land or property and that the public disclosure of information would be against the national interest.
cy-gb	Fodd   bynnag,   caiff   Gweinidogion   Cymru   neu’r   Ysgrifennydd   Gwladol (“awdurdod gweinidogol”) gyfarwyddo nad yw tystiolaeth lafar i’w chlywed, ac nad yw tystiolaeth ddogfennol ar gael i edrych arni, ond gan bersonau penodol yn unig (ac nid y cyhoedd) os yw’r awdurdod gweinidogol wedi ei fodloni y byddai datgelu’r dystiolaeth i’r cyhoedd yn debygol o arwain at ddatgelu gwybodaeth am ddiogelwch cenedlaethol neu fesurau a gymerwyd (neu sydd i’w cymryd) i sicrhau diogelwch unrhyw dir neu eiddo ac y byddai datgelu’r wybodaeth i’r cyhoedd yn erbyn y buddiant cenedlaethol.

en-gb	If such a direction is being considered, the Counsel General may appoint a person (“an appointed representative”) to represent the interests of persons prevented from hearing or inspecting evidence.
cy-gb	Os yw awdurdod gweinidogol yn ystyried rhoi cyfarwyddyd o’r fath, caiff y Cwnsler Cyffredinol benodi person (“cynrychiolydd penodedig”) i gynrychioli buddiannau personau sydd wedi eu hatal rhag gwrando ar dystiolaeth neu edrych ar dystiolaeth.

en-gb	This section also provides the Welsh Ministers with a power to make regulations about the procedure to be followed by a ministerial authority before a direction is given where there is an appointed representative and about the functions of an appointed representative.
cy-gb	Mae’r  adran  hon  hefyd  yn  darparu  pŵer  i  Weinidogion  Cymru  i  wneud rheoliadau ynghylch y weithdrefn sydd i’w dilyn gan awdurdod gweinidogol cyn y rhoddir cyfarwyddyd pan fo cynrychiolydd penodedig wedi ei benodi ac ynghylch swyddogaethau cynrychiolydd penodedig.

en-gb	Section 49 – Payment of appointed representative where access to evidence restricted
cy-gb	Adran 49 – Talu cynrychiolydd penodedig pan fo mynediad at dystiolaeth wedi ei gyfyngu

en-gb	Section 49 makes provision about paying the appointed representative, whether or not an inquiry takes place.
cy-gb	Mae adran 49 yn gwneud darpariaeth ynghylch talu’r cynrychiolydd penodedig pa un a yw’r ymchwiliad yn digwydd ai peidio.

en-gb	Section 50 – Assessors
cy-gb	Adran 50 – Aseswyr

en-gb	Section 50 allows the examining authority or the Welsh Ministers to appoint an assessor to assist in the examination of an application.
cy-gb	Mae adran 50 yn caniatáu i’r awdurdod archwilio neu Weinidogion Cymru benodi   asesydd  er   mwyn   cynorthwyo   i   archwilio   cais.

en-gb	An assessor might assist with examining a particular specialist matter or specific topic.
cy-gb	Gallai   asesydd gynorthwyo  i  archwilio  mater  arbenigol  penodol  neu  bwnc  penodol.

en-gb	A person may only  be  appointed  as  an  assessor  if  the  examining  authority  or  the Welsh Ministers consider the person has suitable expertise to assist the examining authority.
cy-gb	Ni chaniateir  penodi  person  yn  asesydd  onid  yw’r  awdurdod  archwilio  neu Weinidogion Cymru yn ystyried bod y person yn meddu ar arbenigedd sy’n addas i gynorthwyo’r awdurdod archwilio.

en-gb	Section 51 – Legal assistance
cy-gb	Adran 51 – Cymorth cyfreithiol

en-gb	Section 51 allows the examining authority or the Welsh Ministers to appoint a barrister or solicitor to provide legal advice and assistance to the examining authority in connection with the examination under Part 4 of the Act.
cy-gb	Mae adran 51 yn caniatáu i’r awdurdod archwilio neu Weinidogion Cymru benodi bargyfreithiwr neu gyfreithiwr i ddarparu cyngor a chymorth cyfreithiol i’r awdurdod archwilio mewn cysylltiad â’r archwiliad o dan Ran 4 o’r Ddeddf.

en-gb	Where a barrister or solicitor is appointed they may, for example, assist the examining  authority  by  carrying  out  oral  questioning  of  a  person  making representations at a hearing or inquiry on behalf of the examining authority.
cy-gb	Pan  benodir  bargyfreithiwr  neu  gyfreithiwr  caiff  y  bargyfreithiwr  neu’r cyfreithiwr, er enghraifft, gynorthwyo’r awdurdod archwilio drwy gwestiynu ar lafar berson sy’n cyflwyno sylwadau mewn gwrandawiad neu ymchwiliad ar ran yr awdurdod archwilio.

en-gb	Section 52 – Reports by examining authority
cy-gb	Adran 52 – Adroddiadau gan awdurdod archwilio

en-gb	Where the Welsh Ministers have the function of deciding an application, this section requires the examining authority to make a report to the WelshMinisters.
cy-gb	Pan fo gan Weinidogion Cymru y swyddogaeth o benderfynu ar gais, mae’r adran  hon  yn  ei  gwneud  yn  ofynnol  i’r  awdurdod  archwilio  gyflwyno adroddiad i Weinidogion Cymru.

en-gb	The report must set out the examining authority’s findings and conclusions in respect of the application and its recommendations as to the decision to be made on the application.
cy-gb	Rhaid i’r adroddiad nodi canfyddiadau a chasgliadau’r awdurdod archwilio mewn cysylltiad â’r cais a’i argymhellion ynghylch y penderfyniad sydd i’w wneud ar y cais.

en-gb	Section 53 – Power to direct further examination
cy-gb	Adran 53 – Pŵer i gyfarwyddo archwiliad pellach

en-gb	Section 53 allows the Welsh Ministers to direct the examining authority to re-open its examination of an application following receipt of a report by the examining authority.
cy-gb	Mae  adran  53  yn  caniatáu  i  Weinidogion  Cymru  gyfarwyddo’r  awdurdod archwilio i ailagor ei archwiliad o gais ar ôl cael adroddiad gan yr awdurdod archwilio.

en-gb	Where an examination is re-opened, it must be undertaken in accordance with any requirements specified in the direction given under subsection (1).
cy-gb	Pan ailagorir archwiliad, rhaid ei gynnal yn unol ag unrhyw ofynion a bennir yn y cyfarwyddyd a roddir o dan is-adran (1).

en-gb	The direction must include a statement explaining why it is given and be published as soon as reasonably practicable after it is given.
cy-gb	Rhaid i’r cyfarwyddyd gynnwys datganiad sy’n egluro pam y’i rhoddir a chael ei gyhoeddi cyn gynted ag y bo’n rhesymol ymarferol ar ôl iddo gael ei roi.

en-gb	The  duty  of  an  examining  authority  in  section  52  applies  to  any  further examination required by virtue of a direction under this section.
cy-gb	Mae’r ddyletswydd sydd ar awdurdod archwilio yn adran 52 yn gymwys i unrhyw archwiliad pellach sy’n ofynnol yn rhinwedd cyfarwyddyd o dan yr adran hon.

en-gb	Section 54 – Orders relating to costs of parties on examination proceedings 143.
cy-gb	Adran 54 – Gorchmynion yn ymwneud â chostau partïon mewn achos archwilio

en-gb	Subsection  (4)  sets  out  how  costs  payable  by  virtue  of  such  an  order  are recoverable.
cy-gb	Mae  is-adran  (4)  yn  nodi  sut  y  mae  costau  sy’n  daladwy  yn  rhinwedd gorchymyn o’r fath i’w hadennill.

en-gb	Part 5 – Deciding applications for infrastructure consent
cy-gb	Rhan 5 – Penderfynu ar geisiadau am gydsyniad seilwaith

en-gb	Part   5   of   the   Act   contains   provisions   about   deciding   applications   for infrastructure consent.
cy-gb	Mae rhan 5 o’r Ddeddf yn cynnwys darpariaethau ynghylch penderfynu ar geisiadau am gydsyniad seilwaith.

en-gb	This Part makes provision about who decides an application for infrastructure consent made under section 32 (an “application”), about what the decision-maker must take into account when deciding an application, about the timetable for making the decision, and about making the decision.
cy-gb	Mae’r Rhan hon yn gwneud darpariaeth ynghylch pwy sy’n penderfynu ar gais am gydsyniad seilwaith a wneir o dan adran 32 (“cais”), yr hyn y mae’n rhaid i benderfynwr ei ystyried wrth benderfynu ar gais, yr amserlen ar gyfer gwneud y penderfyniad, a gwneud y penderfyniad.

en-gb	Decision maker
cy-gb	Penderfynwr

en-gb	General
cy-gb	Cyffredinol

en-gb	Section 55 – Functions of deciding applications
cy-gb	Adran 55 – Swyddogaeth penderfynu ar geisiadau

en-gb	Section 55 states that the examining authority has the function of deciding applications for infrastructure consent of a description specified in regulations and that the Welsh Ministers have the function of deciding any other application for infrastructure consent.
cy-gb	Mae adran 55 yn datgan mai’r awdurdod archwilio sydd â’r swyddogaeth o benderfynu ar geisiadau am gydsyniad seilwaith o ddisgrifiad a bennir mewn rheoliadau ac mai Gweinidogion Cymru sydd â’r swyddogaeth o benderfynu ar unrhyw gais arall am gydsyniad seilwaith.

en-gb	Subsection (4) provides that the Welsh Ministers may direct that an examining authority has the function of deciding the application instead of the Welsh Ministers,  or  that  the  Welsh  Ministers  have  the  function  of  deciding  an application instead of an examining authority.
cy-gb	Mae is-adran (4) yn darparu y caiff Gweinidogion Cymru gyfarwyddo mai awdurdod  archwilio  sydd  â’r  swyddogaeth  o  benderfynu  ar  y  cais  yn  lle Gweinidogion Cymru, neu mai Gweinidogion Cymru sydd â’r swyddogaeth o benderfynu ar gais yn lle awdurdod archwilio.

en-gb	Statutory policies and other relevant matters
cy-gb	Polisïau statudol a materion perthnasol eraill

en-gb	when a fee may, and may not, be charged;  the amount that may be charged;
cy-gb	 pryd y caniateir, a phryd na chaniateir, codi ffi;  y swm y caniateir ei godi;

en-gb	Section 56 – Deciding applications: general considerations
cy-gb	Adran 56 – Penderfynu ar geisiadau: ystyriaethau cyffredinol

en-gb	Section 56 provides that applications for infrastructure consent must be decided by having regard to any infrastructure policy statement that has effect in relation to development of the description to which an application relates (“relevant policy  statement”),  the  National  Development  Framework  for  Wales  (first published in 2019 with the title Future Wales: the National Plan 2040), so far as relevant to development of the description to which an application relates and a marine plan prepared and adopted by the Welsh Ministers (first published in 2019 with the title Welsh National Marine Plan).
cy-gb	Mae adran 56 yn darparu bod rhaid penderfynu ar geisiadau am gydsyniad seilwaith drwy roi sylw i unrhyw ddatganiad polisi seilwaith sy’n cael effaith mewn perthynas â datblygiad o’r disgrifiad y mae cais yn ymwneud ag ef (“datganiad polisi perthnasol”), Fframwaith Datblygu Cenedlaethol Cymru (a gyhoeddwyd gyntaf yn 2019 gyda’r teitl Cymru’r Dyfodol: y cynllun cenedlaethol 2040), i’r graddau y mae’n berthnasol i ddatblygiad o’r disgrifiad y mae cais yn ymwneud  ag  ef  a  chynllun  morol  a  luniwyd  ac  a  fabwysiadwyd  gan Weinidogion Cymru (a gyhoeddwyd gyntaf yn 2019 gyda’r teitl Cynllun Morol Cenedlaethol Cymru).

en-gb	It further provides that any decision  on  an  application  for  infrastructure  consent  must  be  made  in accordance with the statutory policies listed in this section, unless relevant considerations indicate otherwise.
cy-gb	Mae hefyd yn darparu bod rhaid i unrhyw benderfyniad ar gais am gydsyniad seilwaith gael ei wneud yn unol â’r polisïau statudol a restrir yn yr adran hon, oni fo ystyriaethau perthnasol yn dangos fel arall.

en-gb	Subsection (2) provides that if a statutory policy document  listed in this section identifies  a  location  as  suitable,  or  potentially  suitable,  for  a  particular development, this does not prevent a different decision on an application being made if other relevant considerations indicate this should be the case.
cy-gb	Mae is-adran (2) yn darparu, os yw dogfen bolisi statudol a restrir yn yr adran hon yn nodi bod lleoliad yn addas, neu y gallai fod yn addas, ar gyfer datblygiad penodol, nad yw hynny yn atal gwneud penderfyniad gwahanol ar gais os yw ystyriaethau perthnasol eraill yn dangos y dylid gwneud hynny.

en-gb	Section 57 – Duty to have regard to specific matters when making decisions on applications
cy-gb	Adran 57 – Dyletswydd i roi sylw i faterion penodol wrth wneud penderfyniadau ar geisiadau

en-gb	Section 57 places a duty on the examining authority or the Welsh Ministers (as the case may be) to have regard to the following when deciding an application for infrastructure consent:
cy-gb	Mae adran 57 yn gosod dyletswydd ar yr awdurdod archwilio neu Weinidogion Cymru (yn ôl y digwydd) i roi’r sylw i’r canlynol wrth benderfynu ar gais am gydsyniad seilwaith:

en-gb	 any local impact report or marine impact report submitted to the Welsh Ministers before the deadlines specified under sections 36 and 37,
cy-gb	 unrhyw adroddiad ar yr effaith leol neu unrhyw adroddiad ar yr effaith forol a gyflwynir i Weinidogion Cymru cyn y dyddiadau cau a bennir o dan adrannau 36 a 37,

en-gb	 any examination carried out under Part 4,
cy-gb	 unrhyw archwiliad a gynhelir o dan Ran 4,

en-gb	 any matters specified in regulations in relation to development of the description to which the application relates,
cy-gb	 unrhyw   faterion   a   bennir   mewn   rheoliadau   mewn   perthynas   â datblygiad o’r disgrifiad y mae’r cais yn ymwneud ag ef,

en-gb	Section 126 – Powers of entry to survey land: Crown Land
cy-gb	Adran 126 – Pwerau mynediad i gynnal arolwg o dir: tir y Goron

en-gb	 the desirability of mitigating, and adapting to, climate change, and  any other relevant consideration.
cy-gb	 dymunoldeb lliniaru newid hinsawdd ac ymaddasu iddo, ac  unrhyw ystyriaeth berthnasol arall.

en-gb	Section 58 – Matters that may be disregarded when making decisions on applications
cy-gb	Adran 58 – Materion y caniateir eu diystyru wrth wneud penderfyniadau ar geisiadau

en-gb	Section 58 provides that the Welsh Ministers or the examining authority may disregard representations in deciding an application for infrastructure consent, if they consider the representations to be:
cy-gb	Mae  adran  58  yn  darparu  y  caiff  Gweinidogion  Cymru  neu’r  awdurdod archwilio ddiystyru sylwadau wrth benderfynu ar gais am gydsyniad seilwaith, os ydynt neu os yw’n ystyried bod y sylwadau:

en-gb	 vexatious or frivolous,
cy-gb	 yn flinderus neu’n wacsaw,

en-gb	 relate to the merits of policy set out in an infrastructure policy statement, the National Development Framework or any marine plan, or
cy-gb	 yn  ymwneud  â  rhinweddau  polisi  a  nodir  mewn  datganiad  polisi seilwaith, yn y Fframwaith Datblygu Cenedlaethol neu mewn unrhyw gynllun morol, neu

en-gb	 relate  to  compensation  for  compulsory  acquisition  of  land  or  of  an interest in or right over land.
cy-gb	 yn ymwneud â digolledu am gaffael yn orfodol dir neu fuddiant mewn tir neu hawl dros dir.

en-gb	Section 128 – Register of applications and pre-application services 339.
cy-gb	Adran 128 – Cofrestr o geisiadau a gwasanaethau cyn gwneud cais 339.

en-gb	Regulations may amend the matters that may be disregarded in order to specify further matters or to change or remove matters specified in those regulations.
cy-gb	Caiff rheoliadau ddiwygio’r materion y caniateir eu diystyru i bennu materion pellach neu i newid neu ddileu materion a bennir yn y rheoliadau hynny.

en-gb	Timetable
cy-gb	Yr amserlen

en-gb	 applications received by the Welsh Ministers for pre-application services;  pre-application services provided by the Welsh Ministers.
cy-gb	 ceisiadau am wasanaethau cyn gwneud cais y maeGweinidogion Cymru wedi eu cael;  gwasanaethau cyn gwneud cais a ddarparwyd gan Weinidogion Cymru.

en-gb	Section 59 – Timetable for deciding application for infrastructure consent
cy-gb	Adran 59 – Yr amserlen ar gyfer penderfynu ar geisiadau am gydsyniad seilwaith

en-gb	Section 59 makes provision about the timetable for deciding applications for infrastructure consent.
cy-gb	Mae adran59 yn gwneud darpariaeth ynghylch yramserlenar gyfer penderfynu ar geisiadau am gydsyniad seilwaith.

en-gb	Subsection (1) states that the examining authority or the Welsh Ministers must decide an application before the end of the period of 52 weeks beginning with the day on which the application is accepted as a valid application or such other period agreed between the applicant and the Welsh Ministers.
cy-gb	Mae is-adran (1) yn datgan bod rhaid i’r awdurdod archwilio neu Weinidogion Cymru benderfynu ar gais cyn diwedd y cyfnod o 52 o wythnosau sy’n dechrau â’r diwrnod y caiff y cais ei dderbyn yn gais  dilys  neu  unrhyw  gyfnod  arall  y  cytunir  arno  rhwng  y  ceisydd  a Gweinidogion Cymru.

en-gb	Section 59(2) gives the Welsh Ministers the power to extend, by direction, the periods for deciding an application mentioned in subsection (1).
cy-gb	Mae  adran  59(2)  yn  rhoi’r  pŵer  i  Weinidogion  Cymru  i  estyn,  drwy gyfarwyddyd, y cyfnodau ar gyfer penderfynu ar gais a grybwyllir yn is-adran (1).

en-gb	The Welsh Ministers  may  give  more  than  one  direction  in  relation  to  an  application (allowing them to extend the decision period multiple times) and may give a direction after the end of the periods mentioned in subsection (1).
cy-gb	Caiff Gweinidogion Cymru roi mwy nag un cyfarwyddyd mewn perthynas â  chais  (gan  ganiatáu  iddynt  estyn  y  cyfnod  penderfynu  sawl  gwaith)  a chaniateir iddynt roi cyfarwyddyd ar ôl diwedd y cyfnodau a grybwyllir yn is-adran (1).

en-gb	Subsection (4) requires the Welsh Ministers to notify the applicant and other persons specified in regulations of the direction, to publish the direction and to lay a statement about the direction before Senedd Cymru explaining its effect and why it was given.
cy-gb	Mae is-adran (4) yn ei gwneud yn ofynnol i Weinidogion Cymru hysbysu’r ceisydd  a  phersonau  eraill  a  bennir  mewn  rheoliadau  am  y  cyfarwyddyd, cyhoeddi’r cyfarwyddyd a gosod datganiad ynghylch y cyfarwyddyd gerbron Senedd Cymru yn egluro ei effaith a pham y’i rhoddwyd.

en-gb	Subsection (5) requires the Welsh Ministers to provide the Senedd with annual reports on the compliance with the duty imposed by subsection (1) and the exercise of the functions conferred by subsection (2).
cy-gb	Mae is-adran (5) yn ei gwneud yn ofynnol i Weinidogion Cymru gyflwyno i’r Senedd adroddiadau blynyddol ar eu cydymffurfedd â’r ddyletswydd a osodir gan is-adran (1) a sut y maent yn arfer y swyddogaethau a roddir gan is-adran (2).

en-gb	Subsection (6) allows the period of 52 weeks mentioned in subsection (1)(a) to be amended by regulations.
cy-gb	Mae is-adran (6) yn caniatáu i’r cyfnod o 52 o wythnosau a grybwyllir yn is-adran (1)(a) gael ei ddiwygio drwy reoliadau.

en-gb	Section 60 – Grant or refusal of infrastructure consent
cy-gb	Adran 60 – Rhoi neu wrthod cydsyniad seilwaith

en-gb	When the Welsh Ministers have decided an application, section 60 requires the Welsh Ministers to either make an order granting infrastructure consent or refuse infrastructure consent.
cy-gb	Pan fydd Gweinidogion Cymru wedi penderfynu ar gais, mae adran 60 yn ei gwneud yn ofynnol i Weinidogion Cymru naill ai gwneud gorchymyn sy’n rhoi cydsyniad seilwaith neu wrthod rhoi cydsyniad seilwaith.

en-gb	The regulations may modify or exclude any enactment relating to– a.   the procedure to be followed before a Crown application is made, b.   the making of a Crown application, and
cy-gb	Caiff y rheoliadau addasu neu eithrio unrhyw ddeddfiad sy’n ymwneud ag– a.   y weithdrefn sydd i’w dilyn cyn i gais gan y Goron gael ei wneud, b.   gwneud cais gan y Goron, ac

en-gb	When an examining authority has decided an application, this section requires it to either notify the Welsh Ministers of its decision that an order granting infrastructure consent is to be made or refuse infrastructure consent.
cy-gb	Pan fydd awdurdod archwilio wedi penderfynu ar gais, mae’r adran hon yn ei gwneud  yn  ofynnol  iddo  naill  ai  hysbysu  Gweinidogion  Cymru  am  ei benderfyniad i wneud gorchymyn yn rhoi cydsyniad seilwaith neu wrthod rhoi cydsyniad seilwaith.

en-gb	Where the Welsh Ministers receive a notification from the examining authority that an infrastructure consent order is to be made, the Welsh Ministers must make the order.
cy-gb	Pan fo Gweinidogion Cymru yn cael hysbysiad gan yr awdurdod archwilio bod gorchymyn cydsyniad seilwaith i‘w wneud, rhaid i Weinidogion Cymru wneud y gorchymyn.

en-gb	Section 140 makes provisions about the  restrictions  that  apply  to  any  regulations  made  under  the  Act  or  an infrastructure consent order made under the Act and section 141 sets out the procedures  for  making  regulations  (Section  85  sets  out  the  procedure  for infrastructure consent orders).
cy-gb	Mae adran 140 yn gwneud darpariaethau ynghylchy cyfyngiadau sy’n gymwys i unrhyw reoliadau a wneir o dan y Ddeddf neu orchymyn cydsyniad seilwaith a wneir o dan y Ddeddf ac mae adran 141 yn nodi’r gweithdrefnau ar gyfer gwneud rheoliadau. (Mae adran 85 yn nodi’r weithdrefn ar gyfer gorchmynion cydsyniad seilwaith).

en-gb	This section also specifies that where infrastructure consent is either granted or refused, applicants, relevant local planning authorities and community councils, Natural Resources Wales (where a marine impact report has been submitted) and any other person or persons of a description specified in regulations, must be notified of the decision.
cy-gb	Mae’r adran hon hefyd yn pennu, pan fo cydsyniad seilwaith naill ai yn cael ei roi  neu  ei  wrthod,  bod  rhaid  i  geisyddion,  awdurdodau  cynllunio  lleol  a chynghorau cymuned perthnasol, Cyfoeth Naturiol Cymru (pan fo adroddiad effaith ar y môr wedi ei gyflwyno) ac unrhyw berson arall neu unrhyw bersonau eraill  o  ddisgrifiad  a  bennir  mewn  rheoliadau  gael  eu  hysbysu  am  y penderfyniad.

en-gb	Regulations under this section may make provision regulating the procedure to be followed if the Welsh Ministers propose to make an infrastructure consent order  on  terms  which  are  materially  different  from  those  proposed  in  the application.
cy-gb	Caiff rheoliadau o dan yr adran hon wneud darpariaeth sy’n rheoleiddio’r weithdrefn   i’w   dilyn   os   yw   Gweinidogion   Cymru   yn   cynnig   gwneud gorchymyn cydsyniad seilwaith ar delerau sy’n sylweddol wahanol i’r rhai a gynigir yn y cais.

en-gb	Section 61 – Development for which infrastructure consent may be granted 
cy-gb	Adran 61 – Datblygiad y caniateir rhoi cydsyniad seilwaith ar ei gyfer

en-gb	Infrastructure   consent   may   be   granted   for   development   for   which   an infrastructure consent is required, as well as “associated development”.
cy-gb	Caniateir  rhoi  cydsyniad  seilwaith  ar  gyfer  datblygiad  y  mae  cydsyniad seilwaith yn ofynnol ar ei gyfer, yn ogystal â “datblygiad cysylltiedig”.

en-gb	“Associated development” is development that is associated with development that requires infrastructure consent (or any part of it) and is wholly within Wales, wholly within the Welsh marine area, or wholly within Wales and the Welsh marine area.
cy-gb	“Datblygiad cysylltiedig” yw datblygiad sy’n gysylltiedig â datblygiad y mae cydsyniad seilwaith y ofynnol ar ei gyfer (neu unrhyw ran ohono) ac sy’n gyfan gwbl yng Nghymru, yn gyfan gwbl yn ardal forol Cymru neu’n gyfan gwbl yng Nghymru ac ardal forol Cymru.

en-gb	The meaning of “Wales” and the “Welsh marine area” is explained at section 143 (general interpretation).
cy-gb	Ceir esboniad o ystyr “Cymru” ac “ardal forol Cymru” yn adran 143 (dehongli cyffredinol).

en-gb	If infrastructure consent is granted for “associated development”, none of the consents mentioned in section 20 (as that section may be amended by section 21) are required to be obtained for the “associated development”.
cy-gb	Os rhoddir cydsyniad seilwaith ar gyfer “datblygiad cysylltiedig”, nid yw’n ofynnol cael unrhyw un o’r cydsyniadau a grybwyllir yn adran 20 (fel y caniateir diwygio’r adran honno gan adran 21]) ar gyfer y “datblygiad cysylltiedig”.

en-gb	Section 62 – Reasons for decision to grant or refuse infrastructure consent
cy-gb	Adran 62 – Rhesymau dros benderfynu rhoi neu wrthod cydsyniad seilwaith 

en-gb	A copy of the statement must be sent to the applicant, any planning authority or community council that has submitted a local impact report to the Welsh Ministers in respect of the application, Natural Resources Wales if it has submitted a marine impact report to the Welsh Ministers in respect of the application and any person or person of a description specified in regulations.
cy-gb	Rhaid anfon copi o’r datganiad at y ceisydd, unrhyw awdurdod cynllunio neu gyngor cymuned sydd wedi cyflwyno adroddiad ar yr effaith leol i Weinidogion Cymru mewn cysylltiad â’r cais, Cyfoeth Naturiol Cymru os yw wedi cyflwyno adroddiad effaith ar y môr i Weinidogion Cymru mewn cysylltiad â’r cais ac unrhyw berson neu unrhyw berson o ddisgrifiad a bennir mewn rheoliadau.

en-gb	The  statement  must  be  published  in  such  manner  as  the  Welsh  Ministers consider appropriate.
cy-gb	Rhaid i’r datganiad gael ei gyhoeddi yn y modd y mae Gweinidogion Cymru yn ystyried ei fod yn briodol.

en-gb	These notes refer to the Infrastructure (Wales) Act 2024 (asc 3) which received Royal Assent on 3 June 2024 
cy-gb	Mae’r nodiadau hyn yn cyfeirio at Ddeddf Seilwaith (Cymru) 2024 (dsc 3) a gafodd y Cydsyniad Brenhinol ar 3 Mehefin 2024 

en-gb	The section also requires the examining authority to prepare a statement of its reasons for deciding that an order granting infrastructure consent is to be made or refused.
cy-gb	Mae’r adran hefyd yn ei gwneud yn ofynnol i’r awdurdod archwilio lunio datganiad o’i resymau dros benderfynu gwneud neu wrthod gorchymyn sy’n rhoi cydsyniad seilwaith.

en-gb	A copy of the statement must be sent to the applicant, any planning authority or community council that has submitted a local impact report to the Welsh Ministers in respect of the application, Natural Resources Wales if it has submitted a marine impact report to the Welsh Ministers in respect  of the application and any person or person of a description specified in regulations.
cy-gb	Rhaid anfon copi o’r datganiad at y ceisydd, unrhyw awdurdod cynllunio neu gyngor cymuned sydd wedi cyflwyno adroddiad ar yr effaith leol i Weinidogion Cymru mewn cysylltiad â’r cais, Cyfoeth Naturiol Cymru os yw wedi cyflwyno adroddiad effaith ar y môr i Weinidogion Cymru mewn cysylltiad â’r cais ac unrhyw berson neu unrhyw berson o ddisgrifiad a bennir mewn rheoliadau.

en-gb	The statement must be published in such manner as the examining authority considers appropriate.
cy-gb	Rhaid i’r datganiad gael ei gyhoeddi yn y modd y mae’r awdurdod archwilio yn ystyried ei fod yn briodol.

en-gb	Part 6 – Infrastructure consent orders
cy-gb	Rhan 6 – Gorchmynion cydsyniad seilwaith

en-gb	Part 6 of the Act contains provisions which relate to infrastructure consent orders.
cy-gb	Mae   Rhan   6   o’r   Ddeddf   yn  cynnwys   darpariaethau   sy’n   ymwneud  â gorchmynion cydsyniad seilwaith.

en-gb	Section 63 specifies what may be included in an infrastructure consent order.
cy-gb	Mae adran 63 yn pennu yr hyn y caniateir ei gynnwys mewn gorchymyn cydsyniad seilwaith.

en-gb	Sections 64 to 72 make provisions about orders authorising compulsory acquisition.
cy-gb	Mae adrannau 64 i 72 yn gwneud  darpariaethau  ynghylch  gorchmynion  sy’n  awdurdodi  caffael  yn orfodol.

en-gb	3 https://business.senedd.wales/documents/s144189/LJC6-04-24%20-%20Paper%2016%20-%20Letter%20from%20the%20Minister%20for%20Climate%20Change%2022%20January%2020 24.pdf.
cy-gb	3https://busnes.senedd.cymru/documents/s144189/LJC6-04-24%20Papur%2016%20Llythyr%20gan%20y%20Gweinidog%20Newid%20Hinsawdd%2022% 20Ionawr%202024.pdf.

en-gb	Sections  73  to  84  provide  specific  limitations  on  what  can  be included  in  an  order,  and  also  provide  specific  powers  to  include  certain provisions  in  orders.
cy-gb	Mae adrannau 73 i 84 yn darparu cyfyngiadau penodol ar yr hyn y caniateir ei gynnwys mewn gorchymyn, a hefyd yn darparu pwerau penodol i gynnwys darpariaethau penodol mewn gorchmynion.

en-gb	Section  85  details  the  procedure  for  publication  of infrastructure consent orders.
cy-gb	Mae adran 85 yn nodi manylion y weithdrefn ar gyfer cyhoeddi gorchmynion cydsyniad seilwaith.

en-gb	 section 17 - power to add, vary or remove projects;  section 21 - power to add or remove types of consent;
cy-gb	adran 17 - pŵer i ychwanegu, amrywio neu ddileu prosiectau; adran 21 - pŵer i ychwanegu neu ddileu mathau o gydsyniad;

en-gb	 section 63(5) - what may be included in an infrastructure consent order;  section 124 - fees for performance of infrastructure consent functions and services;
cy-gb	 adran 63(5) – yr hyn y caniateir ei gynnwys mewn gorchymyn cydsyniad seilwaith;  adran   124   –   ffioedd   am   gyflawni   swyddogaethau   a   darparu gwasanaethau cydsyniad seilwaith;

en-gb	Sections 86 to 93 provide the Welsh Ministers with powers to change or revoke infrastructure  consent  orders.
cy-gb	Mae adrannau 86 i 93 yn darparu pwerau i Weinidogion Cymru i newid neu ddirymu  gorchmynion  cydsyniad  seilwaith.

en-gb	 section 130 – directions to public authorities;  section 131 - power to disapply requirements;  section 132 – applications by the Crown;
cy-gb	 adran 130 – cyfarwyddydau i awdurdodau cyhoeddus;  adran 131 – pŵer i ddatgymhwyso gofynion;  adran 132 – ceisiadau gan y Goron;

en-gb	Sections  94  to  101  are  about  the  effect  of infrastructure consent orders and contain provisions about the duration of an infrastructure   consent   order,   legal   challenges,   planning   obligations   and compensation in cases where defence of statutory authority applies in civil or criminal proceedings for nuisance.
cy-gb	Mae  adrannau  94  i  101  yn ymwneud ag effaith gorchmynion cydsyniad seilwaith ac maent yn cynnwys darpariaethau ynghylch cyfnod para gorchymyn cydsyniad seilwaith, heriau cyfreithiol,  rhwymedigaethau  cynllunio a digolledu  mewn  achosion  pan  fo amddiffyniad  o  awdurdodiad  statudol  yn  gymwys  mewn  achos  sifil  neu droseddol am niwsans.

en-gb	Provision in orders: general
cy-gb	Darpariaeth mewn gorchmynion: cyffredinol

en-gb	Section 63 – What may be included in an infrastructure consent order
cy-gb	Adran 63 – Yr hyn y caniateir ei gynnwys mewn gorchymyn cydsyniad seilwaith

en-gb	This section specifies what may be included in an infrastructure consent order.
cy-gb	Mae’r adran hon yn pennu’r hyn y caniateir ei gynnwys mewn gorchymyn cydsyniad seilwaith.

en-gb	This section confers upon the Welsh Ministers a regulation-making power which may be used to make supplementary, incidental, or consequential provision and transitional or saving provision.
cy-gb	Mae’r adran hon yn rhoi pŵer i wneud rheoliadau i Weinidogion Cymru y caniateir ei ddefnyddio i wneud darpariaeth atodol, darpariaeth ddeilliadol neu ddarpariaeth ganlyniadol a darpariaeth drosiannol neu ddarpariaeth arbed.

en-gb	Subsections (1) and (2) provide that an infrastructure consent order may impose requirements relating to the development for which infrastructure consent is granted.
cy-gb	Mae is-adrannau (1) a (2) yn darparu y caiff gorchymyn cydsyniad seilwaith osod gofynion mewn perthynas â’r datblygiad y rhoddir cydsyniad seilwaith ar ei gyfer.

en-gb	The  types  of  requirements  which  may  be  imposed  include  those corresponding to conditions which could have been imposed on the grant of any permission, consent and authorisation, or the giving of any notice which would have been required for the development but for section 20(1) or any provision made under section 84.
cy-gb	Mae’r mathau o ofynion y caniateir eu gosod yn cynnwys gofynion sy’n cyfateb  i  amodau  y  gellid  bod  wedi  eu  gosod  wrth  roi  unrhyw  ganiatâd, cydsyniad neu awdurdodiad, neu roi unrhyw hysbysiad a fyddai wedi bod yn ofynnol ar gyfer y datblygiad oni bai am adran 20(1) neu unrhyw ddarpariaeth a wneir o dan adran 84.

en-gb	The requirements that may be imposed also include the obligation to obtain the approval of the Welsh Ministers or any other person, so far as not within section 63(2)(a).
cy-gb	Mae’r gofynion y caniateir eu gosod hefyd yn cynnwys y rhwymedigaeth i gael cymeradwyaeth Gweinidogion Cymru neu unrhyw berson arall, i’r graddau nad yw hynny o fewn adran 63(2)(a).

en-gb	Subsection (3) provides that an infrastructure consent order may also make provision relating to, or to matters ancillary to, the development for which consent is granted.
cy-gb	Mae is-adran (3)  yn  darparu  y caiff  gorchymyn  cydsyniad  seilwaith hefyd wneud darpariaeth yn ymwneud â’r datblygiad y rhoddir cydsyniad ar ei gyfer, neu faterion sy’n atodol iddo.

en-gb	The provisions that may be made under this subsection include (but are not limited to) provisions that relate to any of the matters listed in Schedule 1.
cy-gb	Mae’r darpariaethau y caniateir eu gwneud o dan yr is-adran hon yn cynnwys darpariaethau sy’n ymwneud ag unrhyw un neu ragor o’r materion a restrir yn Atodlen 1 (ond nid ydynt wedi eu cyfyngu i hynny).

en-gb	Subsection (4) specifies that the provision that may be made under subsection (3)  includes provision  relating to any of  the matters  specified in Part  1  of Schedule 1.
cy-gb	Mae is-adran (4) yn pennu bod y ddarpariaeth y caniateir ei gwneud o dan is-adran (3) yn cynnwys darpariaeth sy’n ymwneud ag unrhyw un neu ragor o’r materion a bennir yn Rhan 1 o Atodlen 1.

en-gb	Subsection (5) provides that regulations may add a matter to Part 1 of Schedule 1 or vary or remove any matter listed in Part 1 of Schedule 1.
cy-gb	Mae is-adran (5) yn darparu y caiff rheoliadau ychwanegu mater at Ran 1 o Atodlen 1 neu amrywio neu ddileu unrhyw fater a restrir yn Rhan 1 o Atodlen 1.

en-gb	Where an infrastructure consent order is changed or revoked by the Welsh Ministers without an application being made, this paragraph gives a right to compensation for certain losses to persons with an interest in land to which the infrastructure consent order relates, persons with an interest in minerals on such land or persons for whose benefit the infrastructure consent order has effect.
cy-gb	Pan fo gorchymyn cydsyniad seilwaith yn cael ei newid neu ei ddirymu gan Weinidogion Cymru heb fod cais yn cael ei wneud, mae’r paragraff hwn yn rhoi hawlogaeth i gael eu digolledu am golledion penodol i bersonau a chanddynt fuddiant yn y tir y mae’r gorchymyn cydsyniad seilwaith yn ymwneud ag ef, personau a chanddynt fuddiant mewn mwynau ar y tir hwnnw neu bersonau y mae’r gorchymyn cydsyniad seilwaith yn cael effaith er eu budd.

en-gb	Subsection (6) provides that an infrastructure consent order may apply, modify or exclude an enactment which relates to any matter for which provision may be made in the order.
cy-gb	Mae is-adran (6) yn darparu y caiff gorchymyn cydsyniad seilwaith gymhwyso, addasu neu eithrio deddfiad sy’n ymwneud ag unrhyw fater y caniateir gwneud darpariaeth ar ei gyfer yn y gorchymyn.

en-gb	An infrastructure consent order may also amend, repeal or revoke enactments of local application that appear to the Welsh Ministers to be appropriate in consequence of a provision of the order or in connection with the order.
cy-gb	Caiff gorchymyn cydsyniad seilwaith hefyd ddiwygio, ddiddymu neu ddirymu deddfiadau sy’n gymwys yn lleol y mae’n  ymddangos i  Weinidogion  Cymru  eu bod yn  briodol  o ganlyniad  i ddarpariaeth  yn  y  gorchymyn  neu  mewn  cysylltiad  â’r  gorchymyn.

en-gb	An infrastructure consent order may also include such provisions that appear to the Welsh Ministers to be appropriate to give full effect to any other provisions in the order and may also include any incidental, consequential, supplementary, transitional or saving provisions.
cy-gb	Caiff gorchymyn cydsyniad seilwaith hefyd gynnwys unrhyw ddarpariaeth y mae’n ymddangos i Weinidogion Cymru ei bod yn briodol er mwyn rhoi effaith lawn i unrhyw ddarpariaeth arall yn y gorchymyn a chaiff hefyd gynnwys unrhyw ddarpariaeth ddeilliadol, darpariaeth ganlyniadol, darpariaeth atodol, darpariaeth drosiannol neu ddarpariaeth arbed.

en-gb	Subsection (7) states that infrastructure consent orders may not create offences, confer power to create an offence or change an existing power to create offences unless the provision relates to any of the matters listed in paragraph 29(1) of Schedule 1 (creation of certain offences).
cy-gb	Mae is-adran (7) yn datgan na chaiff gorchmynion cydsyniad seilwaith greu troseddau,  rhoi  pŵer  i  greu  troseddau  na  newid  pŵer  presennol  i  greu troseddau oni fo’r ddarpariaeth yn ymwneud ag unrhyw un neu ragor o’r materion a restrir ym mharagraff 29(1) o Atodlen 1 (creu troseddau penodol).

en-gb	Subsection (8) states that, to the extent that provision for or relating to a matter may be included in an infrastructure consent order, no provision can be made of the kind of an order under section 14 or 16 of the Harbour Act 1964 or an order under section 1 or 3 of the Transport and Works Act 1992.
cy-gb	Mae is-adran (8) yn datgan, i’r graddau y caniateir cynnwys darpariaeth ar gyfer mater neu sy’n ymwneud â mater mewn gorchymyn cydsyniad seilwaith, na chaniateir gwneud darpariaeth o’r math hwnnw drwy orchymyn o dan adran 14 neu 16 o Ddeddf Harbyrau 1964 neu orchymyn o dan adran 1 neu 3 o Ddeddf Trafnidiaeth a Gweithfeydd 1992.

en-gb	Provision in orders authorising compulsory acquisition
cy-gb	Darpariaeth mewn gorchmynion sy’n awdurdodi caffael yn orfodol

en-gb	This paragraph provides that paragraphs 3 to 9 apply where compensation for depreciation  of  more  than  the  minimum  amount  specified  in  regulations becomes payable.
cy-gb	Mae’r paragraff hwn yn darparu bod paragraffau 3 i 9 yn gymwys pan fo digollediad am ddibrisiant o fwy na’r isafswm a bennir mewn rheoliadau yn dod yn daladwy.

en-gb	 replacement  land  given  in  exchange  for  the  land  authorised  to  be compulsorily  acquired under section  70 (commons,  open spaces etc: compulsory acquisition of land) or section 71 (commons, open spaces etc: compulsory acquisition of rights over land),
cy-gb	 yn dir amnewid sydd i’w roi yn gyfnewid am y tir yr awdurdodir ei gaffael yn orfodol o dan adran 70 (tiroedd comin, mannau agored etc: caffael tir yn orfodol) neu adran 71 (tiroedd comin, mannau agored etc: caffael hawliau dros dir yn orfodol),

en-gb	and that there is a compelling case in the public interest for the land to be acquired compulsorily.
cy-gb	a bod achos cymhellol er budd y cyhoedd i’r tir gael ei gaffael yn orfodol.

en-gb	Section 65 – Land to which authorisation of compulsory acquisition can relate
cy-gb	Adran 65 – Tir y gall awdurdodiad i gaffael yn orfodol ymwneud ag ef

en-gb	Section  65  provides  that  an  infrastructure  consent  order  may  only  include provision authorising the compulsory acquisition of land if the land is in Wales or the Welsh marine area and one of the following conditions is met:
cy-gb	Mae adran 65 yn darparu na chaiff gorchymyn cydsyniad seilwaith gynnwys darpariaeth sy’n awdurdodi caffael tir yn orfodol onid yw’r tir yng Nghymru neu yn ardal forol Cymru a bod un o’r amodau a ganlyn wedi ei fodloni:

en-gb	 the condition in subsection (2) is that the application for infrastructure consent included a request for compulsory acquisition of the land to be authorised;
cy-gb	 yr amod yn is-adran (2)  yw bod y cais am gydsyniad seilwaith  yn cynnwys archiad i awdurdodi caffael y tir yn orfodol;

en-gb	 the condition in subsection (3) is that all persons with an interest in the land consent to the inclusion of this provision;
cy-gb	 yr amod yn is-adran (3) yw bod yr holl bersonau a chanddynt fuddiant yn y tir yn cydsynio i’r ddarpariaeth hon gael ei chynnwys;

en-gb	 the  condition  in  subsection  (4)  is  that  the  procedure  specified  in regulations has been followed in relation to that land.
cy-gb	 yr amod yn is-adran (4) yw bod y weithdrefn a bennir mewn rheoliadau wedi ei dilyn mewn perthynas â’r tir hwnnw.

en-gb	Sub-paragraph (2) details the development to which the prohibition applies. And  sub-paragraphs  (3)  and  (4)  set  out  the  circumstances  in  which  the prohibition does not apply.
cy-gb	Mae is-baragraff (2) yn nodi manylion y datblygiad y mae’r gwaharddiad yn gymwys iddo, ac mae is-baragraffau (3) a (4) yn nodi’r amgylchiadau nad yw’r gwaharddiad yn gymwys odanynt.

en-gb	“Wales” and “Welsh marine area” are defined in section 143.
cy-gb	Mae “Cymru” ac “ardal forol Cymru” wedi eu diffinio yn adran 143.

en-gb	Section 66 – Application of compulsory acquisition provisions
cy-gb	Adran 66 – Cais am ddarpariaethau caffael yn orfodol

en-gb	Section 66 provides that Part 1 of the Compulsory Purchase Act 1965 applies (with specified modifications) to any infrastructure consent order that contains provisions authorising the compulsory acquisition of land.
cy-gb	Mae adran66 yn darparu bod Rhan 1 o Ddeddf Prynu Gorfodol 1965 yn gymwys (gydag addasiadau penodedig) i unrhyw orchymyn cydsyniad seilwaith sy’n cynnwys darpariaeth sy’n awdurdodi caffael tir yn orfodol.

en-gb	However, the order itself may make contrary provision.
cy-gb	Fodd bynnag, caiff y gorchymyn ei hun wneud darpariaethau i’r gwrthwyneb.

en-gb	This paragraph makes general provision about compensation for depreciation and provides that the rules in section 5 of the Land CompensationAct 1961 (rules forassessing compensation) apply for the purpose of assessing compensation for depreciation that is payable under this Schedule.
cy-gb	Mae’rparagraff hwn yngwneud darpariaeth gyffredinol ynghylch digolledu am ddibrisiant ac yn darparu bod y rheolau yn adran 5 o Ddeddf Digollediad Tir 1961  (rheolau  ar  gyfer  asesu  digollediad)  yn  gymwys  at  ddiben  asesu digollediad am ddibrisiant sy’n daladwy o dan yr Atodlen hon.

en-gb	The Compulsory Purchase Act 1965 sets out the procedure for compulsory purchase.
cy-gb	Mae Deddf Prynu Gorfodol 1965 yn nodi’r weithdrefn ar gyfer prynu gorfodol.

en-gb	Section 67 – Compensation for compulsory acquisition
cy-gb	Adran 67 – Digolledu am gaffael tir yn orfodol

en-gb	Section 67 restricts the provision that may be made about compensation for compulsory acquisition in an infrastructure consent order that authorises the compulsory acquisition of land.
cy-gb	Mae adran 67 yn cyfyngu ar y ddarpariaeth y caniateir ei gwneud ynghylch digolledu am gaffael tir yn orfodol mewn gorchymyn cydsyniad seilwaith sy’n awdurdodi caffael tir yn orfodol.

en-gb	RECORD OF PROCEEDINGS IN SENEDD CYMRU
cy-gb	COFNOD Y TRAFODION YN SENEDD CYMRU

en-gb	Section 68 – Statutory undertakers’ land
cy-gb	Adran 68 – Tir ymgymerwyr statudol

en-gb	The following table sets out the dates for each stage of the Act’s passage through the Senedd.
cy-gb	Mae’r tabl a ganlyn yn nodi’r dyddiadau ar gyfer pob cyfnod o hynt y Ddeddf drwy’r Senedd.

en-gb	The Record of Proceedings and further information on the passage of this Act can be found on the Senedd website at:
cy-gb	Gellir cael Cofnod y Trafodion a rhagor o wybodaeth am hynt y Ddeddf hon ar wefan y Senedd ar:

en-gb	https://business.senedd.wales/mgIssueHistoryHome.aspx?IId=41502
cy-gb	https://busnes.senedd.cymru/mgIssueHistoryHome.aspx?IId=41502

en-gb	This section sets out the conditions that must be satisfied for an infrastructure consent order to authorise the compulsory acquisition of statutory undertakers’ land.
cy-gb	Mae’r  adran  hon  yn  nodi’r  amodau  y  mae’n  rhaid  eu  bodloni  er  mwyn  i orchymyn cydsyniad seilwaith awdurdodi caffael yn orfodol dir ymgymerwyr statudol.

en-gb	Stage
cy-gb	Cyfnod

en-gb	Date
cy-gb	Dyddiad

en-gb	Introduced
cy-gb	Cyflwynwyd

en-gb	Section  68  applies  to  land  (“statutory  undertakers’  land”)  that  a  statutory undertaker has acquired for the purpose of its undertaking, and as a result of a representation made about an application for infrastructure consent, the Welsh Ministers are satisfied that the land is used for the purposes of carrying on the statutory undertakers’ undertaking or an interest in the land is held for those purposes.
cy-gb	Mae adran 68 yn gymwys i dir (“tir ymgymerwyr statudol”) y mae ymgymerwr statudol wedi ei gaffael at ddiben ei ymgymeriad ac, o ganlyniad i sylw a wnaed ynghylch cais am gydsyniad seilwaith, mae Gweinidogion Cymru wedi eu bodloni y defnyddir y tir at ddibenion cyflawni ymgymeriad yr ymgymerwr statudol neu y delir buddiant yn y tir at y dibenion hynny.

en-gb	12 June 2023
cy-gb	12 Mehefin 2023

en-gb	Stage 1 - Debate
cy-gb	Cyfnod 1 - Dadl

en-gb	Stage 2 Scrutiny Committee – consideration of amendments
cy-gb	Cyfnod   2   Pwyllgor   Craffu   –   ystyried   y gwelliannau

en-gb	For  an  infrastructure  consent  order  to  be  made  that  includes  provision authorising  the  compulsory  acquisition  of  statutory  undertakers’  land,  the Welsh Ministers must be satisfied that the nature and the situation of the land are such that:
cy-gb	Er  mwyn  i  orchymyn  cydsyniad  seilwaith  gael  ei  wneud  sy’n  cynnwys darpariaeth yn awdurdodi caffael tir ymgymerwr statudol yn orfodol, rhaid bod Gweinidogion Cymru wedi eu bodloni bod natur a lleoliad y tir yn golygu:

en-gb	Stage 3 Plenary - consideration of amendments
cy-gb	Cyfnod   3 Cyfarfod   Llawn   –   ystyried   y gwelliannau

en-gb	 the land can be purchased and not replaced without serious detriment to the carrying on of the undertaking, or
cy-gb	 y gellir prynu’r tir a pheidio â’i amnewid heb niwed difrifol i gyflawni’r ymgymeriad, neu

en-gb	Stage 4 Approved by the Senedd
cy-gb	Cyfnod 4 Cymeradwywyd gan y Senedd

en-gb	 it can be purchased and replaced with other land without any such detriment.
cy-gb	 y gellir ei brynu a’i amnewid am dir arall heb unrhyw niwed o’r fath.

en-gb	Royal Assent
cy-gb	Y Cydsyniad Brenhinol

en-gb	Similarly, an infrastructure consent order can include a provision authorising the compulsory acquisition of a right over statutory undertakers’ land only if the Welsh Ministers are satisfied that:
cy-gb	Yn yr un modd, ni chaiff gorchymyn cydsyniad seilwaith gynnwys darpariaeth yn awdurdodi caffael hawl dros dir ymgymerwyr statudol yn orfodol onid yw Gweinidogion Cymru wedi eu bodloni:

en-gb	 the right can be purchased without serious detriment to the carrying on of the undertaking, or
cy-gb	 y gellir prynu’r hawl heb niwed difrifol i gyflawni’r ymgymeriad, neu

en-gb	 any detriment can be remedied by the statutory undertaker using other land.
cy-gb	 y  gellir  unioni  unrhyw  niwed  drwy  ddefnyddio  tir  arall  gan  yr ymgymerwr statudol.

en-gb	Section 69 – National Trust land
cy-gb	Adran 69 – Tir yr Ymddiriedolaeth Genedlaethol

en-gb	Section 69 applies to land which belongs to the National Trust that is held inalienably by them.
cy-gb	Mae adran 69 yn gymwys i dir y mae’r Ymddiriedolaeth Genedlaethol yn berchen arno a ddelir gan yr Ymddiriedolaeth yn anhrosglwyddadwy.

en-gb	It provides that an infrastructure consent order which authorises the compulsory acquisition of such land will be subject to special Senedd procedure ifthe NationalTrust has made an objection in a representation about an application for infrastructure consent and this objection has not been withdrawn.
cy-gb	Mae’n darparu y bydd gorchymyn cydsyniad seilwaith sy’n awdurdodi caffael tir o’r fath yn orfodol yn ddarostyngedig i weithdrefn arbennig y Senedd os yw’r Ymddiriedolaeth  Genedlaethol  wedi  gwneud  gwrthwynebiad  mewn  sylw ynghylch cais am gydsyniad seilwaith ac nad yw’r gwrthwynebiad hwnnw wedi ei dynnu yn ôl.

en-gb	Section 70 – Commons, open spaces etc: compulsory acquisition of land
cy-gb	Adran 70 – Tiroedd comin, mannau agored etc.: caffael tir yn orfodol

en-gb	Section 70 applies to land forming part of a common, open space or fuel or field garden allotment, where the acquisition does not involve the acquisition of a new right over land.
cy-gb	Mae adran 70 yn gymwys i dir sy’n ffurfio rhan o dir comin, man agored neu randir tanwydd neu ardd gae, pan nad yw’r caffaeliad yn ymwneud â chaffael hawl  newydd  dros  dir.

en-gb	This section provides that an infrastructure consent order that authorises the compulsory acquisition of such land will be subject to special Senedd  procedure unless  the  Welsh  Ministers are  satisfied  that  one of  the following applies:
cy-gb	Mae’r  adran  hon  yn  darparu  y  bydd  gorchymyn cydsyniad  seilwaith  sy’n  awdurdodi  caffael  tir  o’r  fath  yn  orfodol  yn ddarostyngedig i weithdrefn arbennig y Senedd oni bai bod Gweinidogion Cymru wedi eu bodloni bod un o’r canlynol yn gymwys:

en-gb	 replacement land has been or will be given in exchange for the land authorised  to  be  compulsorily  acquired  (“order  land”)  and  that  the replacement land will be vested in the prospective seller and subject to the same rights, trusts and incidents;
cy-gb	 bod tir amnewid wedi ei roi neu y bydd yn cael ei roi yn gyfnewid am y tir yr awdurdodir ei gaffael yn orfodol (“tir y gorchymyn”) ac y bydd y tir amnewid wedi ei freinio yn y darpar werthwr ac yn ddarostyngedig i’r un hawliau, ymddiriedolaethau a nodweddion;

en-gb	 where the order land is or forms part of an open space only, there is no suitable  land  to  be  given  in  exchange  or  any  suitable  land  is  only available  at  a  prohibitive  cost,  and  it  is  in  the  public  interest  for development to be begun sooner than is likely to be possible if the order were subject to special Senedd procedure;
cy-gb	 pan fo tir y gorchymyn yn fan agored yn unig neu’n ffurfio rhan o fan agored yn unig, nad oes unrhyw dir addas ar gael i’w roi yn gyfnewid neu nad yw tir addas ar gael ond am bris afresymol, a’i bod er budd y cyhoedd i ddechrau’r datblygiad yn gynharach nag sy’n debygol o fod yn bosibl pe bai’r gorchymyn yn ddarostyngedig i weithdrefn arbennig y Senedd;

en-gb	 where the order land is or forms part of an open space only, it is being acquired for a temporary purpose;
cy-gb	 pan fo tir y gorchymyn yn fan agored yn unig neu’n ffurfio rhan o fan agored yn unig, ei fod yn cael ei gaffael at ddiben dros dro;

en-gb	 the land being acquired does not exceed 200 square metres or is required for the widening or drainage of an existing highway (or partly for the widening and partly for the drainage of such a highway), and the giving of land in exchange for it is unnecessary.
cy-gb	 os nad yw’r tir a gaffaelir yn fwy na 200 metr sgwâr o faint neu os yw’n angenrheidiol er mwyn lledu neu ddraenio priffordd bresennol (neu yn rhannol er mwyn lledu ac yn rhannol er mwyn draenio priffordd o’r fath), a bod rhoi tir arall yn gyfnewid amdano yn ddiangen.

en-gb	Where the Welsh Ministers are satisfied that one of these exceptions applies, they must record that fact in the order or otherwise in the instrument or other document containing the order.
cy-gb	Pan fo Gweinidogion Cymru wedi eu bodloni bod un o’r eithriadau hyn yn gymwys, rhaid iddynt gofnodi’r ffaith honno yn y gorchymyn neu fel arall yn yr offeryn neu ddogfen arall sy’n cynnwys y gorchymyn.

en-gb	Any replacement land must be no less in area than the land being compulsorily acquired and must be no less advantageous.
cy-gb	Ni chaiff unrhyw dir amnewid fod yn ddim llai o ran arwynebedd na’r tir a gaffaelir yn orfodol, ac ni chaiff fod yn llai manteisiol na’r tir hwnnw.

en-gb	Section 71 – Commons, open spaces etc: compulsory acquisition of rights over land
cy-gb	Adran 71 – Tiroedd comin, mannau agored etc.: caffael hawliau dros dir yn orfodol

en-gb	Section 71 applies to land forming part of a common, open space or fuel or field garden allotment.
cy-gb	Mae adran 71 yn gymwys i dir sy’n ffurfio rhan o dir comin, man agored neu randir tanwydd neu ardd gae.

en-gb	This section provides that an infrastructure consent order that authorises the compulsory acquisition of a new right over such land will be subject to special Senedd procedure unless the Welsh Ministers are satisfied that one of the following applies:
cy-gb	Mae’r adran hon yn darparu y bydd gorchymyn cydsyniad seilwaith sy’n awdurdodi caffael yn orfodol hawl newydd dros dir o’r fath yn ddarostyngedig i weithdrefn arbennig y Senedd oni fo Gweinidogion Cymru wedi eu bodloni bod un o’r canlynol yn gymwys:

en-gb	 the order land when burdened with the order right will be no less advantageous than it was before to the person in whom it is vested, any other persons (if any) entitled to rights of common or other rights, and the public;
cy-gb	 na fydd tir y gorchymyn, pan fydd hawl y gorchymyn yn weithredol drosto, yn llai manteisiol nag yr oedd ynghynt i’r personau y’i breinir ynddynt, ac unrhyw bersonau eraill (os oes rhai) sydd â hawlogaeth i hawliau comin neu hawliau eraill, a’r cyhoedd;

en-gb	 replacement land has been or will be given in exchange for the order right and that land has been or will be vested in the persons in which the order land is vested and that replacement land will be subject to the same rights, trusts and incidents as the order land;
cy-gb	 bod tir amnewid wedi ei roi neu y bydd yn cael ei roi yn gyfnewid am hawl y gorchymyn a bod y tir hwnnw wedi ei freinio neu bydd yn cael ei freinio yn y personau y breinir tir y gorchymyn ynddynt ac y bydd y tir amnewid hwnnw yn ddarostyngedig i’r un hawliau, ymddiriedolaethau a nodweddion â thir y gorchymyn;

en-gb	 where the land is open space only, there is no suitable land to be given in exchange for the order right or any suitable land is only available at a prohibitive cost, and it is in the public interest for development to be begun sooner than is likely to be possible if the order were subject to special Senedd procedure;
cy-gb	 pan fo’r tir yn fan agored yn unig, nad oes unrhyw dir addas ar gael i’w roi yn gyfnewid am hawl y gorchymyn neu nad yw tir addas ar gael ond am bris afresymol, a’i fod er budd y cyhoedd i ddechrau’r datblygiad yn gynharach nag sy’n debygol o fod yn bosibl pe bai’r gorchymyn yn ddarostyngedig i weithdrefn arbennig y Senedd;

en-gb	 where  the  land  is  open  space  only,  and  it  is  being  acquired  for  a temporary purpose;
cy-gb	 pan fo tir y gorchymyn yn fan agored yn unig, a’i fod yn cael ei gaffael at ddiben dros dro;

en-gb	 the land over which the right is being acquired does not exceed 200 square metres, or the right is required in connection with the widening or drainage of an existing highway (or in connection partly with the widening and partly with the drainage of such a highway) and the giving of land in exchange for the order right is unnecessary in the interest of the person entitled to rights of common or other rights or in the interests of the public.
cy-gb	 os nad yw’rtir y caffaelir yr hawl drosto yn fwy na 200 metr sgwâr o faint neu  os  yw’r  hawl  yn  angenrheidiol  er  mwyn  lledu  neu  ddraenio priffordd bresennol (neu  mewn cysylltiad  yn rhannol â  lledu  ac yn rhannol â draenio priffordd o’r fath), a bod rhoi tir arall yn gyfnewid am hawl y gorchymyn yn ddiangen er budd y person sydd â hawlogaeth i hawliau comin neu hawliau eraill neu er budd y cyhoedd.

en-gb	In this section, “order right” means the right authorised to be compulsorily acquired, and “order land” means the land over which the order right is to be exercisable.
cy-gb	Yn yr adranhon, ystyr“hawl y gorchymyn” yw’r hawl yr awdurdodirei chaffael yn orfodol, ac ystyr “tir y gorchymyn” yw’r tir y mae hawl y gorchymyn i fod yn  arferadwy  drosto.

en-gb	“Replacement  land”  means  land  which  will  be  adequate  to compensate the persons mentioned in the definition of “replacement land” in subsection (9) for disadvantages which would apply to them as a result of the compulsory acquisition of a new right over land.
cy-gb	Ystyr  “tir  amnewid”  yw  tir  a  fydd  yn  ddigonol  i ddigolledu’r personau a grybwyllir yn y diffiniad o “tir amnewid” yn is-adran (9) am yr anfanteision a fyddai’n digwydd iddynt o ganlyniad i gaffael hawl newydd dros dir yn orfodol.

en-gb	Section 72 – Notice of authorisation of compulsory acquisition
cy-gb	Adran 72 – Hysbysiad o awdurdodiad i gaffael yn orfodol

en-gb	Section 72 provides that regulations must be made by the Welsh Ministers that require a person who has been authorised by an infrastructure consent order to compulsorily acquire land or a person for whose benefit the order authorises the creation of a new right (the “prospective purchaser”) to give, publish or display a “compulsory acquisition notice” and to provide the public with access to a copy of the infrastructure consent order to which the notice relates.
cy-gb	Mae  adran  72  yn  darparu  bod  rhaid  i  reoliadau  gael  eu  gwneud  gan Weinidogion Cymru sy’n ei gwneud yn ofynnol i berson a awdurdodwyd gan orchymyn cydsyniad seilwaith i gaffael tir yn orfodol neu i berson y mae’r gorchymyn yn awdurdodi creu hawl newydd er ei fudd (“y darpar brynwr”) roi, gyhoeddi neu arddangos “hysbysiad caffael gorfodol” ac i alluogi’r cyhoedd i weld copi o’r gorchymyn cydsyniad seilwaith y mae’r hysbysiad yn ymwneud ag ef.

en-gb	A “compulsory acquisition notice” is a notice in the form specified in regulations that contains the information set out in subsection (2).
cy-gb	Hysbysiad yw “hysbysiad caffael gorfodol” sydd ar y ffurf a bennir mewn rheoliadau sy’n cynnwys yr wybodaeth a nodir yn is-adran (2).

en-gb	The notice must also be sent to the Chief Land Registrar and is to be a local land charge in respect of the land to which it relates.
cy-gb	Rhaid hefyd anfon yr hysbysiad at y Prif Gofrestrydd Tir ac mae i fod yn bridiant tir lleol mewn cysylltiad â’r tir y mae’n ymwneud ag ef.

en-gb	Provision in orders: specific limitations and powers
cy-gb	Darpariaeth mewn gorchmynion: cyfyngiadau a phwerau penodol

en-gb	Section 73 – Public rights of way
cy-gb	Adran 73 – Hawliau tramwy cyhoeddus

en-gb	Section 73 specifies that an infrastructure consent order cannot extinguish a public right of way over land unless the Welsh Ministers are satisfied that an alternative right of way has been or will be provided or is not required.
cy-gb	Mae adran 73 yn pennu na chaiff gorchymyn cydsyniad seilwaith ond diddymu hawl tramwy cyhoeddus dros dir os yw Gweinidogion Cymru wedi eu bodloni bod hawl tramwy arall wedi ei darparu neu y bydd yn cael ei darparu, neu nad yw’n ofynnol.

en-gb	Section 74 – Power to override easements and other rights
cy-gb	Adran 74 – Pŵer i drechu hawddfreintiau a hawliau eraill

en-gb	This section amends section 205 of the Housing and Planning Act 2016 so that the power to override easements and other rights for carrying out building or maintenance work in section 203 of that Act and the subsequent power to pay compensation in section  204 applies where  infrastructure consent has been granted for the building or maintenance work.
cy-gb	Mae’r adran hon yn diwygio adran 205 o Ddeddf Tai a Chynllunio 2016 fel bod y pŵer i drechu hawddfreintiau a hawliau eraill argyfer cynnal gwaith adeiladu neu waith cynnal a chadw yn adran 203 o’r Ddeddf honno a’r pŵer dilynol i dalu digollediad yn adran 204 yn gymwys pan fo cydsyniad seilwaith wedi ei roi ar gyfer y gwaith adeiladu neu’r gwaith cynnal a chadw.

en-gb	Section 75 – Extinguishment of rights, and removal of apparatus, of statutory undertakers etc.
cy-gb	Adran 75 – Diddymu hawliau, a symud ymaith gyfarpar, ymgymerwyr statudol etc.

en-gb	Section  75  applies  where  an  infrastructure  consent  order  authorises  the acquisition of land and the land falls into any of the following categories:
cy-gb	Mae adran 75 yn gymwys pan fo gorchymyn cydsyniad seilwaith yn awdurdodi caffael tir a bod y tir yn dod o dan unrhyw neu ragor o’r categorïau a ganlyn:

en-gb	 land   in   respect   of   which   a   statutory   undertaker   or   electronic communications   code   network  operator  has  a   right   specified   in subsection (2) (“relevant right”);
cy-gb	 tir y mae gan ymgymerwr statudol neu weithredwr rhwydwaith cod cyfathrebu  electronig  hawl  drosto  a  bennir  yn  is-adran  (2)  (“hawl berthnasol”);

en-gb	 a “relevant restrictive covenant” applies to the land (which is a restrictive covenant that benefits the statutory undertakers in carrying on their undertakings);
cy-gb	 bod “cyfamod cyfyngol perthnasol” yn gymwys i’r tir (sef cyfamod cyfyngol sydd o fudd i’r ymgymerwyr statudol wrth iddynt gynnal eu hymgymeriadau);

en-gb	 there is on, under or over the land electronic communications apparatus or apparatus vested in or belonging to statutory undertakers (“relevant apparatus”).
cy-gb	 bod  cyfarpar  cyfathrebu  electronig  neu  gyfarpar  a  freiniwyd  yn  yr ymgymerwyr  statudol  neu  gyfarpar  sy’n  eiddo  iddynt  (“cyfarpar perthnasol”) ar y tir, odano neu drosto.

en-gb	Where  this  section  applies,  an  infrastructure  consent  order  may  include  a provision requiring the extinguishment of a relevant right or relevant restrictive covenant or the removal of relevant apparatus only if the Welsh Ministers are satisfied that doing so is necessary for carrying out the development to which the order relates.
cy-gb	Pan  fo’r  adran  hon  yn  gymwys,  ni  chaiff  gorchymyn  cydsyniad  seilwaith gynnwys darpariaeth ynei gwneud yn ofynnol i ddiddymuhawl berthnasol neu gyfamod cyfyngol perthnasol neu symud ymaith gyfarpar perthnasol onid yw Gweinidogion Cymru wedi eu bodloni bod gwneud hynny yn angenrheidiol i gynnal y datblygiad y mae’r gorchymyn yn ymwneud ag ef.

en-gb	Section 76 – Crown land
cy-gb	Adran 76 – Tir y Goron

en-gb	Section 76(1) provides that an infrastructure consent order can authorise the compulsory acquisition of an interest in Crown land (“Crown land” is defined in section 134) only if the interest is for the time being held otherwise than by or on behalf of the Crown, and the appropriate Crown authority (“appropriate Crown authority” is defined in section 134) consents to the acquisition.
cy-gb	Mae  adran  76(1)  yn  darparu  na  chaiff  gorchymyn  cydsyniad  seilwaith awdurdodi caffael buddiant yn nhir y Goron yn orfodol (mae “Tir y Goron” wedi ei ddiffinio yn adran 134) oni fo’r buddiant yn cael ei ddal am y tro ac eithrio gan y Goron neu ar ran y Goron, a bod awdurdod priodol y Goron (mae “awdurdod priodol y Goron” wedi ei ddiffinio yn adran 134) yn cydsynio i’r caffael.

en-gb	Subsection (2) provides that an infrastructure consent order can include any other provision applying in relation to Crown land, or rights benefiting the Crown, only if the appropriate Crown authority consents.
cy-gb	Mae is-adran (2) yn darparu na chaiff gorchymyn cydsyniad seilwaith gynnwys unrhyw ddarpariaeth arall sy’n gymwys mewn perthynas â thir y Goron, neu hawliau y mae’r Goron yn cael budd ohonynt, oni fo awdurdod priodol y Goron yn cydsynio.

en-gb	Section 77 – Operation of generating stations
cy-gb	Adran 77 – Gweithredu gorsafoedd cynhyrchu

en-gb	This section provides that an infrastructure consent order that authorises the operation of a generating station can only be made if the development to which the order relates is or includes the construction or extension of the generating station.
cy-gb	Mae’r  adran  hon  yn  darparu  na  chaniateir  gwneud  gorchymyn  cydsyniad seilwaith sy’n awdurdodi gweithredu gorsaf gynhyrchu onid yw’r datblygiad y mae’r gorchymyn yn ymwneud ag ef yn golygu neu’n cynnwys adeiladu neu estyn yr orsaf gynhyrchu.

en-gb	Section 78 – Keeping electric lines installed above ground
cy-gb	Adran 78 – Cadw llinellau trydan yn osodedig uwchben y ddaear

en-gb	This section provides that an infrastructure consent order may authorise electric lines to be kept installed above ground only if the development to which the order relates is or includes the installation of the line above ground.
cy-gb	Mae’r  adran  hon  yn  darparu  na  chaiff  gorchymyn  cydsyniad  seilwaith awdurdodi cadw llinellau trydan yn osodedig uwchben y ddaear onid yw’r datblygiad y mae’r gorchymyn yn ymwneud ag ef yn golygu neu’n cynnwys gosod y llinell uwchben y ddaear.

en-gb	Section 79 – Diversion of watercourses
cy-gb	Adran 79 – Dargyfeirio cyrsiau dŵr

en-gb	This section provides that an infrastructure consent order that authorises the diversion  of  any part  of  a  navigable watercourse can  only  be  made if  the proposed new length of watercourse is navigable in a reasonably convenient manner by vessels of a kind that are accustomed to using the watercourse being diverted.
cy-gb	Mae’r adran hon yn darparu na chaiff gorchymyn cydsyniad seilwaith sy’n awdurdodi dargyfeirio unrhyw ran o gwrs dŵr mordwyol gael ei wneud onid yw’r darn newydd arfaethedig o gwrs dŵr yn fordwyol mewn modd rhesymol gyfleus gan lestrau o fathsy’ngyfarwydd â defnyddio’r cwrs dŵraddargyfeirir.

en-gb	If an infrastructure consent order authorises the diversion of any part of a navigable watercourse, the order is also taken to authorise the diversion of any adjacent tow path or other way adjacent to that part.
cy-gb	Os yw gorchymyn cydsyniad seilwaith yn awdurdodi dargyfeirio unrhyw ran o gwrs dŵrmordwyol, cymerir hefyd fod y gorchymyn yn awdurdodi dargyfeirio unrhyw lwybr halio neu dramwyfa arall sy’n gyfagos i’r rhan honno.

en-gb	This section provides that an infrastructure consent order may authorise the charging of tolls relating to a highway only if such a request was included in the application for the order.
cy-gb	Mae’r  adran  hon  yn  darparu  na  chaiff  gorchymyn  cydsyniad  seilwaith awdurdodi codi tollau mewn perthynas â phriffordd onid oes cais i’r perwyl hwnnw wedi ei gynnwys yn y cais am y gorchymyn.

en-gb	Section 81 – Harbours
cy-gb	Adran 81 – Harbyrau

en-gb	This section sets out the circumstances under which an infrastructure consent order may provide for the creation of a harbour authority, provide for the modification of the powers or duties of a harbour authority and authorise the transfer of property, rights or liabilities from one harbour authority to another.
cy-gb	Mae’r adranhon ynnodi’r amgylchiadau y caiff gorchymyn cydsyniad seilwaith ddarparu ar gyfer creu awdurdod harbwr, darparu ar gyfer addasu pwerau neu ddyletswyddau awdurdod harbwr, ac awdurdodi trosglwyddo eiddo, hawliau neu atebolrwyddau o un awdurdod harbwr i un arall odanynt.

en-gb	Section 82 – Discharge of water
cy-gb	Adran 82 – Gollwng dŵr

en-gb	This  section  applies  to  an  infrastructure  consent  order  that  authorises  the discharge of water into inland waters or underground strata.
cy-gb	Mae’r adran hon yn gymwys i orchymyn cydsyniad seilwaith sy’n awdurdodi gollwng dŵr i ddyfroedd mewndirol neu strata tanddaearol.

en-gb	The person to whom infrastructure consent is granted does not acquire a general power to take water or to require discharges to be made from the inland waters or other sources from which the discharge authorised by the order are intended to be made.
cy-gb	Nid yw’r person y rhoddir cydsyniad seilwaith iddo yn cael pŵer cyffredinol i gymryd dŵr na’i gwneud  yn  ofynnol  i  ddŵr  gael  ei  ollwng  o’r  dyfroedd  mewndirol  nac  o darddleoedd eraill y bwriedir i’r gollyngiadau a awdurdodir gan y gorchymyn gael eu gwneud ohonynt.

en-gb	Section 83 – Deemed consent under a marine licence
cy-gb	Adran 83 – Cydsyniad tybiedig o dan drwydded forol

en-gb	This section provides that an infrastructure consent order may deem a marine licence to have been issued under Part 4 of the Marine and Coastal Access Act 2009 for any activity for which the Welsh Ministers are the appropriate licensing authority (as defined in section 113 of the Marine and Coastal Access Act 2009).
cy-gb	Mae’r adran hon yn darparu y caiff gorchymyn cydsyniad seilwaith dybio y dyroddwydtrwyddedforol o danRan4 oDdeddfy MôraMynediadi’rArfordir 2009 ar gyfer unrhyw weithgaredd lle Gweinidogion Cymru yw’r awdurdod trwyddedu priodol (fel y’i diffinnir yn adran 113 o Ddeddf y Môr a Mynediad i’r Arfordir 2009) ar ei gyfer.

en-gb	A person who fails to comply with any conditions attached to the deemed marine licence does not commit an offence under section 104 of the Act, but instead commits an offence under the Marine and Coastal Access Act 2009.
cy-gb	Nid  yw  person  sy’n  methu  â  chydymffurfio  ag  unrhyw  amodau  sy’n gysylltiedig â’r drwydded forol dybiedig yn cyflawni trosedd o dan adran 104 o’r Ddeddf, ond yn hytrach mae’n cyflawni trosedd o dan Ddeddf y Môr a Mynediad i’r Arfordir 2009.

en-gb	The  Act  does  not  prevent  a  deemed  marine  licence  from  being  varied, suspended, revoked or transferred in accordance with the Marine and Coastal Access Act 2009.
cy-gb	Nid yw’r Ddeddf yn rhwystro trwydded forol dybiedig rhag cael ei hamrywio, ei hatal dros dro, ei dirymu neu ei throsglwyddo yn unol â Deddf y Môr a Mynediad i’r Arfordir 2009.

en-gb	Section 84 – Removing consent requirements and deeming consents
cy-gb	Adran 84 – Dileu gofynion cydsynio a thybio cydsyniadau

en-gb	Section  84(1)  provides  that  an  infrastructure  consent  order  may  include provision that removes the requirement for a consent specified in regulations to be granted, or deems a consent specified in regulations to have been granted, if the authority who would usually grant the consent:
cy-gb	Mae adran 84(1) yn darparu y caiff gorchymyn cydsyniad seilwaith gynnwys darpariaeth sy’n dileu’r gofyniad i roi cydsyniad a bennir mewn rheoliadau, neu sy’n  tybio  bod  cydsyniad  a  bennir  mewn  rheoliadau  wedi  ei  roi,  os  yw’r awdurdod a fyddai fel arfer yn rhoi’r cydsyniad:

en-gb	 has given its consent to the provision being included in the order before the end of the period specified in regulations, or
cy-gb	 wedi rhoi ei gydsyniad i gynnwys y ddarpariaeth yn y gorchymyn cyn diwedd y cyfnod a bennir mewn rheoliadau, neu

en-gb	 has not refused its consent for the inclusion of such a provision before the end of the period specified in regulations.
cy-gb	 heb wrthodrhoi ei gydsyniad i gynnwys darpariaeth o’r fath cyn diwedd y cyfnod a bennir mewn rheoliadau.

en-gb	Subsection (4) allows regulations to provide exceptions to the requirement to meet the conditions set out in subsections (2) and (3).
cy-gb	Mae is-adran (4) yn caniatáu i reoliadau ddarparu eithriadau i’r gofyniad i fodloni’r amodau a nodir yn is-adrannau (2) a (3).

en-gb	Procedure for infrastructure consent orders
cy-gb	Y weithdrefn ar gyfer gorchmynion cydsyniad Seilwaith

en-gb	Section 85 – Infrastructure consent orders: publication and procedure
cy-gb	Adran 85 – Gorchmynion cydsyniad seilwaith: eu cyhoeddi a’r weithdrefn 

en-gb	But an order must be contained in a statutory instrument if the order contains provision made under section 63(3) relating to any of the matters listed in paragraphs  28  and  29  of  Schedule  1  (creation  of  certain  offences  by  an infrastructure consent order), or is made in exercise of the powers conferred by section 63(6)(a) or (b) (modification of enactments by infrastructure consent order).
cy-gb	Fodd bynnag rhaid i’r gorchymyn gael ei gynnwys mewn offeryn statudol os yw’r  gorchymyn  yn  cynnwys  darpariaeth  a  wneir  o  dan  adran  63(3)  sy’n ymwneud ag unrhyw un neu ragor o’r materion a restrir ym mharagraffau 28 a 29 o Atodlen 1 (creu troseddau penodol drwy orchymyn cydsyniad seilwaith), neu ddarpariaeth a wneir wrth arfer y pwerau a roddir gan adran 63(6)(a) neu (b) (addasu deddfiadau drwy orchymyn cydsyniad seilwaith).

en-gb	Where an order is contained in a statutory instrument, subsection (4) requires the Welsh Ministers to lay before Senedd Cymru a copy of the instrument, the latest version of any plan supplied by the applicant in connection with the application and a statement of reasons prepared under section 62 as soon as practicable.
cy-gb	Pan fo gorchymyn wedi ei gynnwys mewn offeryn statudol, mae is-adran (4) yn ei gwneud yn ofynnol i Weinidogion Cymru osod gerbron Senedd Cymru gopi o’r offeryn, y fersiwn ddiweddaraf o unrhyw blan a gyflenwyd gan y ceisydd mewn cysylltiad â’r cais a datganiad o’r rhesymau a luniwyd o dan adran 62 cyn gynted ag y bo’n ymarferol.

en-gb	Changing and revoking infrastructure consent orders etc.
cy-gb	Newid a dirymu gorchmynion cydsyniad seilwaith etc.

en-gb	Section 86 – Meaning of “decision documents” and “error”
cy-gb	Adran 86 – Ystyr “dogfennau penderfyniad” a “gwall”

en-gb	This section sets out definitions for the purposes of sections 87 and 88.
cy-gb	Mae’r adran hon yn nodi diffiniadau at ddibenion adrannau 87 ac 88.

en-gb	Section 87 – Power to correct errors in decision documents
cy-gb	Adran 87 – Pŵer i gywiro gwallau mewn dogfennau penderfyniad

en-gb	This section gives the Welsh Ministers a power to correct errors in a decision document (a “decision document” is the infrastructure consent order or the noticenotifying the applicant that their applicationfor infrastructure consent has been refused).
cy-gb	Mae’r adran hon yn rhoi pŵer i Weinidogion Cymru i gywiro gwallau mewn dogfen  penderfyniad  (“dogfen  penderfyniad”  yw’r  gorchymyn  cydsyniad seilwaith neu’r hysbysiad sy’n hysbysu’r ceisydd bod ei gais am gydsyniad seilwaith wedi ei wrthod).

en-gb	The  power  to  correct  errors  may  be  exercised  by  the  Welsh  Ministers  on receiving a request in writing to correct an error from any person or without such a request being made.
cy-gb	Caiff  Gweinidogion  Cymru  arfer  y  pŵer  i  gywiro  gwallau  os  ceir  cais ysgrifenedig i gywiro gwall oddi wrth unrhyw berson neu heb i gais o’r fath gael ei wneud.

en-gb	Subsection(4) provides that if the decision document is an infrastructure consent order, the power to correct errors must be exercised by order, and if the order being corrected is  contained in  a  statutory instrument,  the  power must  be exercised by statutory instrument.
cy-gb	Mae is-adran  (4)  yn  darparu,  os yw’r ddogfen penderfyniad  yn  orchymyn cydsyniad seilwaith, bod rhaid i’r pŵer i gywiro gwallau gael ei arfer drwy orchymyn, ac os cynhwysir y gorchymyn sy’n cael ei gywiro mewn offeryn statudol, rhaid i’r pŵer gael ei arfer drwy offeryn statudol.

en-gb	Subsection (5) provides that if the decision document is a notice of refusal, the Welsh Ministers must exercise their power to correct the document by giving the applicant a notice.
cy-gb	Mae is-adran (5) yn darparu, os yw’r ddogfen penderfyniad yn hysbysiad o wrthodiad, bod rhaid i Weinidogion Cymru arfer eu pŵer i gywiro’r ddogfen drwy roi hysbysiad i’r ceisydd.

en-gb	Section 88 – Correcting errors: regulations
cy-gb	Adran 88 – Cywiro gwallau: rheoliadau

en-gb	This section provides the Welsh Ministers with a power to make regulations regarding the procedure for correcting an error in a decision document.
cy-gb	Mae’r  adran  hon  yn  rhoi  pŵer  i  Weinidogion  Cymru  i  wneud  rheoliadau ynghylch y weithdrefn i gywiro gwall mewn dogfen penderfyniad.

en-gb	The regulations may include, for example, provision regarding: 
cy-gb	Caiff y rheoliadau gynnwys, er enghraifft, ddarpariaeth ynghylch: 

en-gb	any consultation that must take place,
cy-gb	unrhyw ymgynghoriad y mae rhaid iddo ddigwydd,

en-gb	 the circumstances in which the Welsh Ministers must publish a statement explaining the reason for correcting the error,
cy-gb	 yr amgylchiadau pan fo rhaid i Weinidogion Cymru gyhoeddi datganiad yn egluro’r rhesymau dros gywiro’r gwall,

en-gb	 the effect of making a correction and not making a correction, and  when a correction takes effect.
cy-gb	 effaith gwneud cywiriad a pheidio â gwneud cywiriad, a  pryd y mae cywiriad yn cymryd effaith.

en-gb	Making changes to, and revoking, infrastructure consent orders
cy-gb	Gwneud newidiadau i orchmynion cydsyniad seilwaith a’u dirymu

en-gb	Section 89 – Definitions
cy-gb	Adran 89 – Diffiniadau

en-gb	This section sets out definitions for the purposes of sections 90 and 91.
cy-gb	Mae’r adran hon yn nodi diffiniadau at ddibenion adrannau 90 a 91.

en-gb	Section 90 – Power to change or revoke infrastructure consent orders
cy-gb	Adran 90 – Pŵer i newid neu ddirymu gorchmynion cydsyniad seilwaith

en-gb	This  section  gives  the  Welsh  Ministers  a  power  to  make  a  change  to  an infrastructure consent order and to revoke an infrastructure consent order.
cy-gb	Mae’r  adran  hon  yn  rhoi  pŵer  i  Weinidogion  Cymru  i  newid  gorchymyn cydsyniad seilwaith ac i ddirymu gorchymyn cydsyniad seilwaith.

en-gb	The provision that may be made by a way of a change to an infrastructure consent order includes any provision that may be made under section 63 (what may be included in an infrastructure consent order), but this is subject to the rules in this section.
cy-gb	Mae’r ddarpariaeth y caniateir ei gwneud drwy newid gorchymyn cydsyniad seilwaith yn cynnwys unrhyw ddarpariaeth y caniateir ei gwneud o dan adran 63 (yr hyn y caniateir ei gynnwys mewn gorchymyn cydsyniad seilwaith), ond yn ddarostyngedig i’r rheolau yn yr adran hon.

en-gb	The power to change or revoke an infrastructure consent order may be exercised on an application made by the applicant or a successor in title of the applicant, a person with an interest in the land or any other person for whose benefit the infrastructure consent order has effect, and, in the circumstances set out in subsection (4), an application can be made by a planning authority.
cy-gb	Caniateir arfer y pŵer i newid neu ddirymu gorchymyn cydsyniad seilwaith ar gais a wneir gan y ceisydd neu olynydd yn nheitl y ceisydd, person a chanddo fuddiant  yn  y  tir  neu  unrhyw  berson  arall  y mae’r  gorchymyn  cydsyniad seilwaith yn cael effaith er ei fudd, ac o dan yr amgylchiadau a nodir yn is-adran (4), caniateir i gais gael ei wneud gan awdurdod cynllunio.

en-gb	The Welsh Ministers may also change or revoke an infrastructure consent order without an application being made.
cy-gb	Caiff Gweinidogion Cymru hefyd newid neu ddirymu gorchymyn cysyniad seilwaith heb i gais gael ei wneud.

en-gb	The Welsh Ministers may refuse to exercise the power if they consider the development, as a result of the change, should be the subject of an application for a new infrastructure consent order.
cy-gb	Caiff Gweinidogion Cymru wrthod arfer y pŵer os ydynt o’r farn y dylai’r datblygiad, o ganlyniad i’r newid, fod yn destun cais am orchymyn cydsyniad seilwaith newydd.

en-gb	Subsection (8) makes it clear that existing building or other operations which have already been carried out are not affected by the exercise of the power in subsection (1), unless the change or revocation requires the removal or alteration of building works.
cy-gb	Mae is-adran (8) yn egluro nad yw arfer y pŵer yn is-adran (1) yn effeithio ar unrhyw waith adeiladu na gweithrediadau eraill a gynhaliwyd eisoes, oni bai bod y newid neu ddirymu yn ei gwneud yn ofynnol i symud ymaith neu addasu gwaith adeiladu.

en-gb	Section 91 – Procedure: changing and revoking infrastructure consent orders 239.
cy-gb	Adran 91 – Y weithdrefn: newid a dirymu gorchmynion cydsyniad seilwaith 239.

en-gb	This section provides that where a person has an interest in some, but not all, of the land to which an infrastructure consent order relates, the person may make an application to change or revoke only in respect of the land inwhich the person has an interest.
cy-gb	Mae’r adran hon yn darparu, pan fo gan berson fuddiant ym mheth, ond nid y cyfan, o’r tir y mae gorchymyn cydsyniad seilwaith yn ymwneud ag ef, na chaiff y person wneud cais i newid neu ddirymu gorchymyn cydsyniad seilwaith ond mewn cysylltiad â’r tir y mae gan y person fuddiant ynddo.

en-gb	This section requires a change or revocation of an infrastructure consent order which is contained in a statutory instrument to also be contained in a statutory instrument.
cy-gb	Mae’r adran hon yn ei gwneud yn ofynnol i newid neu ddirymu gorchymyn cydsyniad seilwaith sydd wedi ei gynnwys mewn offeryn statudol i hefyd gael ei gynnwys mewn offeryn statudol.

en-gb	Section 92 – Changing and revoking infrastructure consent orders: formalities
cy-gb	Adran 92 – Newid a dirymu gorchmynion cydsyniad seilwaith: trefniadau ffurfiol

en-gb	This section requires theWelsh Ministers to publish an order madeunder section 87 or 90 or a notice given under section 87 in a manner that they think is appropriate, but if the order is required to be contained in a statutory instrument, the Welsh Ministers must lay a copy before Senedd Cymru.
cy-gb	Mae’r adran hon yn ei gwneud yn ofynnol i Weinidogion Cymru gyhoeddi gorchymyn a wneir o dan adran 87 neu 90 neu hysbysiad a roddir o dan adran 87 yn y modd y maent yn meddwl ei fod yn briodol, ond os yw’n ofynnol i’r gorchymyn gael ei gynnwys mewn offeryn statudol, rhaid i WeinidogionCymru osod copi o’r offeryn gerbron Senedd Cymru.

en-gb	Section 93 – Changing or revoking an infrastructure consent order: compensation
cy-gb	Adran 93 – Newid neu ddirymu gorchymyn cydsyniad seilwaith: digolledu 244.

en-gb	Effect of infrastructure consent orders
cy-gb	Effaith gorchmynion cydsyniad Seilwaith

en-gb	Section 94 – Duration of infrastructure consent order
cy-gb	Adran 94 – Hyd gorchymyn cydsyniad seilwaith

en-gb	This section provides that where consent for development is granted by an infrastructure consent order, that development must  begin within a period specified in regulations, or such other period as is specified in the order.
cy-gb	Mae’r  adran  hon  yn  darparu,  pan  roddir  cydsyniad  i  ddatblygiad  drwy orchymyn cydsyniad seilwaith, bod rhaid i’r datblygiad hwnnw ddechrau o fewn cyfnod a bennir mewn rheoliadau, neu unrhyw gyfnod arall a bennir yn y gorchymyn.

en-gb	Failure to  commence  development  within  the  applicable  period  will  result  in  the infrastructure consent order ceasing to have effect at the end of that period.
cy-gb	Canlyniad methu â dechrau datblygiad o fewn y cyfnod cymwys fydd bod y gorchymyn cydsyniad seilwaith yn peidio â chael effaith ar ddiwedd y cyfnod hwnnw.

en-gb	Where the infrastructure consent order authorises the compulsory acquisition of land, subsection (3) provides that any steps that may be set out in regulations must be taken before the end of a period specified in regulations or such other period as  is specified in  the order.
cy-gb	Pan fo gorchymyn cydsyniad seilwaith yn awdurdodi caffael tir yn orfodol, mae is-adran (3) yn darparu bod rhaid i unrhyw gamau a bennir mewn rheoliadau gael eu cymryd cyn diwedd cyfnod a bennir mewn rheoliadau neu unrhyw gyfnod arall a bennir yn y gorchymyn.

en-gb	If  these steps  are not  taken within  the applicable period, the authority provided by the order to compulsorily acquire the land ceases to have effect.
cy-gb	Os na chymerir y camau hyn cyn diwedd y cyfnod cymwys, mae’r awdurdodiad a roddir gan y gorchymyn i gaffael y tir yn orfodol yn peidio â chael effaith.

en-gb	Section 95 – When development begins
cy-gb	Adran 95 – Pryd y mae datblygiad yn dechrau

en-gb	This section states that development is taken to begin on the earliest day that any material  operation  comprised  in,  or  carried  out  for  the  purposes  of,  the development begins to be carried out.
cy-gb	Mae’r adran hon yn datgan y cymerir bod datblygiad yn dechrau ar y dyddiad cynharaf y mae unrhyw weithrediad sylweddol sy’n ffurfio’r datblygiad, neu a gynhelir at ddibenion y datblygiad, yn dechrau cael ei gynnal.

en-gb	“Material operation” means any operation, but there is a power in subsection (2) for the Welsh Ministers to set out in regulations kinds of operations that are not a “material operation”.
cy-gb	Ystyr “gweithrediad sylweddol” yw unrhyw weithrediad, ond ceir pŵer yn is-adran   (2)   i   Weinidogion   Cymru   nodi   mewn   rheoliadau   y   mathau   o weithrediadau nad ydynt yn “gweithrediad sylweddol”.

en-gb	Section 96 – Legal challenges 
cy-gb	Adran 96 – Heriau cyfreithiol

en-gb	This section provides that:
cy-gb	Mae’r adran hon yn darparu na chaniateir herio’r canlynol ond drwy adolygiad barnwrol:

en-gb	 an infrastructure consent order,
cy-gb	 gorchymyn cydsyniad seilwaith,

en-gb	 a refusal of infrastructure consent,
cy-gb	 gwrthod rhoi cydsyniad seilwaith,

en-gb	 a decision not to accept an application as valid,
cy-gb	 penderfyniad i beidio â derbyn cais yn gais dilys,

en-gb	 a decision relating to correcting errors in a decision document,
cy-gb	 penderfyniad  mewn  perthynas  â  chywiro  gwallau  mewn  dogfen penderfyniad,

en-gb	 a decision relating to changing or revoking an infrastructure consent order, or
cy-gb	 penderfyniad  mewn  perthynas  â  newid  neu  ddirymu  gorchymyn cydsyniad seilwaith, neu

en-gb	 anything else done or omitted to be done by the Welsh Ministers or an examining  authority  in  relation  to  an  application  for  infrastructure consent, or an application to change or revoke an infrastructure consent order,
cy-gb	 unrhyw beth arall a wneir, neu nas gwneir, gan Weinidogion Cymru neu awdurdod archwilio mewn perthynas â chais am gydsyniad seilwaith, neu gais i newid neu ddirymu gorchymyn cydsyniad seilwaith,

en-gb	may only be challenged by means of judicial review and in accordance with the provisions of this section.
cy-gb	ac yn unol â darpariaethau’r adran hon.

en-gb	In particular, the section specifies the period within which each claim must be made.
cy-gb	Yn benodol, mae’r adran yn pennu o fewn pa gyfnod y mae’n rhaid gwneud pob cais.

en-gb	Section 97 – Benefit of infrastructure consent order
cy-gb	Adran 97 – Budd gorchymyn cydsyniad seilwaith

en-gb	Section 97 provides that an infrastructure consent order will have effect for the benefit of the land in respect of which the order is made and all thosefor the time being interested in the land, unless the order makes provision to the contrary.
cy-gb	Mae adran 97 yn darparu y bydd gorchymyn cydsyniad seilwaith yn cael effaith er budd y tir y gwneir y gorchymyn mewn perthynas ag ef a phawb sydd am y tro  â  buddiant  yn  y  tir,  oni  fo’r  gorchymyn  yn  gwneud  darpariaeth  i’r gwrthwyneb.

en-gb	Section 98 – Planning obligations
cy-gb	Adran 98 – Rhwymedigaethau cynllunio

en-gb	Section 98 amends the Town and Country Planning Act 1990 (“the TCPA”) so as to allow the applicant for infrastructure consent to enter into agreements with local authorities, in the same way as a developer seeking planning permission under the TCPA is able to.
cy-gb	Mae adran 98 yn diwygio Deddf Cynllunio Gwlad a Thref 1990 (“DCGTh”) er mwyn caniatáu i’r ceisydd am gydsyniad seilwaith ymrwymo i gytundebau gydag awdurdodau lleol, yn yr un modd ag y gall datblygwr sy’n ceisio caniatâd cynllunio  o  dan  DCGTh.

en-gb	These agreements are called “infrastructure consent obligations”.
cy-gb	Gelwir  y  cytundebau  hyn  yn  “rhwymedigaethau cydsyniad seilwaith”.

en-gb	Subsection (3) amends section 106A of the TCPA.
cy-gb	Mae is-adran (3) yn diwygio adran 106A o DCGTh.

en-gb	The effect of the amendment is that an infrastructure consent obligation may be varied or discharged by agreement between the Welsh Ministers and the person against whom the infrastructure consent obligation is enforceable.
cy-gb	Effaith y diwygiad yw y caniateir  amrywio  neu  ollwng  rhwymedigaeth  cydsyniad  seilwaith  drwy gytundeb  rhwng  Gweinidogion  Cymru  a’r  person  y  mae’r  rhwymedigaeth cydsyniad  seilwaith  yn  orfodadwy  yn  ei  erbyn.

en-gb	The amendment also provides that the person against whom theinfrastructure consent obligation is enforceable may apply to the Welsh Ministers for it to be discharged or varied (if the Welsh Ministers decided or will decide the application in connection with which the obligation was entered into).
cy-gb	Mae’r  diwygiad  hefyd  yn darparu  y  caiff  y  person  y  mae’r  rhwymedigaeth  cydsyniad  seilwaith  yn orfodadwy yn ei erbyn wneud cais i Weinidogion Cymru i’r rhwymedigaeth gael ei gollwng neu ei hamrywio (os Gweinidogion Cymru wnaeth benderfynu, neu a fydd yn penderfynu, ar y cais yr ymrwymwyd i’r rhwymedigaeth mewn cysylltiad ag ef).

en-gb	It will be for the local planning authority to enforce the obligation.
cy-gb	Mater i’r awdurdod cynllunio lleol fydd gorfodi’r rhwymedigaeth.

en-gb	Subsection  (5)  makes  provision  about  legal  challenges  in  connection  with planning obligations.
cy-gb	Mae is-adran (5) yn gwneud darpariaeth ynghylch heriau cyfreithiol mewn cysylltiad â rhwymedigaethau cynllunio.

en-gb	Section 99 – Blighted land
cy-gb	Adran 99 – Tir o dan falltod

en-gb	An  infrastructure  policy  statement  identifying  a  location  as  a  suitable  (or potentially suitable) location for a significant infrastructure project may create blight at that location, affecting the values of land.
cy-gb	Gall datganiad polisi seilwaith sy’n nodi lleoliad fel lleoliad addas (neu leoliad addas o bosibl) ar gyfer prosiect seilwaith arwyddocaol greu malltod yn y lleoliad hwnnw, gan effeithio arwerthoedd tir.

en-gb	Blight may also result from an application being made for an infrastructure consent order authorising the compulsory acquisition of land or from such authorisation being given.
cy-gb	Gall malltod hefyd ddeillio o gais yn cael ei wneud am orchymyn cydsyniad seilwaith yn awdurdodi caffael tir yn orfodol neu o roi awdurdodiad o’r fath.

en-gb	Section 99 amends the Town and Country Planning Act 1990 (“the TCPA”) so as to allow owner-occupiers affected in this way to have the benefit of the existing provisions of the TCPA relating to blight by making these descriptions of land “blighted land” for the purpose of the TCPA.
cy-gb	Mae adran 99 yn diwygio Deddf Cynllunio Gwlad a Thref 1990 (“DCGTh”) er mwyn caniatáu i berchen-feddianwyr yr effeithiwyd arnynt yn y ffordd hon i gael y budd o ddarpariaethau presennol DCGTh sy’n ymwneud â malltod drwy wneud y disgrifiadau tir hyn yn dir o dan falltod (“blighted land”) at ddiben DCGTh.

en-gb	The TCPA provides a procedure which enables persons with certain interests in the land that is blighted to serve a notice on an “appropriate authority” requiring the authority to purchase their interest.
cy-gb	Mae DCGTh yn darparugweithdrefn sy’n galluogi personau sydd â buddiannau penodol yn y tir sydd o dan falltod i gyflwyno hysbysiad i awdurdod priodol (“appropriate  authority”)  yn  ei  gwneud  yn  orfodol  i’r  awdurdod  brynu buddiant y personau.

en-gb	The effect of subsection (6) is that the “appropriate authority” in the case of blight caused by an infrastructure policy statement is the statutory undertaker named as an appropriate person to carry out the development specified in the infrastructure policy statement, or the Welsh Ministers where there is no such named undertaker.
cy-gb	Effaith is-adran (6) yw mai’r “awdurdod priodol” yn achos  malltod  a  achosir  gan  ddatganiad  polisi  seilwaith  yw’r  ymgymerwr statudol a enwir fel person priodol i gynnal y datblygiad a bennir yn y datganiad polisi seilwaith, neu Weinidogion Cymru pan nad oes ymgymerwr o’r fath wedi ei enwi.

en-gb	The Welsh Ministers are to determine any disputes as to who the appropriate authority is.
cy-gb	Gweinidogion Cymru sydd i benderfynu ar unrhyw anghydfodau o ran pwy yw’r awdurdod priodol.

en-gb	Subsection (4) prevents the appropriate authority from serving a counter-notice to  a  blight  notice  on  grounds  of  having  no  intention  of  conducting  the development.
cy-gb	Mae is-adran (4) yn atal yr awdurdod priodol rhag cyflwyno gwrth-hysbysiad i hysbysiad  malltod  ar  y  sail  nad  oes  ganddynt  unrhyw  fwriad  i  gynnal  y datblygiad.

en-gb	Section 100 – Nuisance: statutory authority
cy-gb	Adran 100 – Niwsans: awdurdodiad statudol

en-gb	Section 100 confers statutory authority for carrying out development for which consent is granted by an infrastructure consent order and for doing anything else authorised by the order.
cy-gb	Mae adran 100 yn rhoi awdurdodiad statudol i gynnal datblygiad y rhoddir cydsyniad  iddo  drwy  orchymyn  cydsyniad  seilwaith  ac  ar  gyfer  gwneud unrhyw  beth  arall  a  awdurdodir  drwy’r  gorchymyn.

en-gb	Subsection (2) provides that statutory authority is conferred only for the purpose of providing a defence in civil and criminal proceedings for nuisance.
cy-gb	Mae  is-adran  (2)  yn darparu   na   roddir  awdurdodiad  statudol   ond  at   y  diben   o   ddarparu amddiffyniad mewn achosion sifil a throseddol am niwsans.

en-gb	Subsections (1) and (2) are subject to any contrary provision made by an infrastructure consent order.
cy-gb	Mae is-adrannau (1) a (2) yn ddarostyngedig i unrhyw ddarpariaeth i’r gwrthwyneb a wneir drwy orchymyn cydsyniad seilwaith.

en-gb	Section 101 – Compensation in case where defence of statutory authority applies
cy-gb	Adran 101 – Digolledu mewn achos pan fo amddiffyniad o awdurdodiad statudol yn gymwys

en-gb	Section 101 confers a right to compensation in cases where, by virtue of section 100 or the terms of an infrastructure consent order, there is a defence of statutory authority  in  civil  or  criminal  proceedings  for  nuisance  in  respect  of  any authorised works.
cy-gb	Mae adran 101 yn rhoi hawl i ddigollediad mewn achosion pan fo, yn rhinwedd adran  100  neu  delerau  gorchymyn  cydsyniad  seilwaith,  amddiffyniad  o awdurdodiad  statudol mewn  achos  sifil  neu droseddol  am niwsans mewn cysylltiad ag unrhyw waith awdurdodedig.

en-gb	Subsection  (2)  defines  “authorised  works”  as  development  for  which  an infrastructure consent order is granted and anything else authorised by the order.
cy-gb	Mae is-adran (2) yn diffinio “gwaith awdurdodedig” fel datblygiad y rhoddir gorchymyn cydsyniad seilwaith ar ei gyfer ac unrhyw beth arall a awdurdodir gan y gorchymyn.

en-gb	Subsection (3) imposes a duty on the person who carries out the authorised works or on whose behalf such works are carried out, to pay compensation to any  person  whose  land  is  injuriously  affected  by  the  carrying  out  of  the authorised works.
cy-gb	Mae  is-adran  (3)  yn  gosod  dyletswydd  ar  y  person  sy’n  cynnal  y  gwaith awdurdodedig, neu y cynhelir y gwaith hwnnw ar ei ran, i ddigolledu unrhyw berson y mae cynnal y gwaith awdurdodedig yn cael effaith niweidiol ar ei dir.

en-gb	Disputes about compensation under subsection (3) are referred to the Upper Tribunal.
cy-gb	Mae anghydfodau ynghylch digollediad o dan is-adran (3) yn cael eu hatgyfeirio i’r Uwch Dribiwnlys.

en-gb	Subsection (5) provides that section 10(2) of the Compulsory Purchase Act 1965 (limitations on compensation) applies to section 101(3) as it applies to section 10(2) of the Compulsory Purchase Act 1965.
cy-gb	Mae is-adran (5) yn darparu bod adran 10(2) o Ddeddf Prynu Gorfodol 1965 (cyfyngu ar ddigolledu) yn gymwys i adran 101(3) fel y mae’n gymwys i adran 10(2) o Ddeddf Prynu Gorfodol 1965.

en-gb	Any rule or principle applied to the construction of section 10 of the Compulsory Purchase Act 1965 must be applied to the construction of section 101(3) with any necessary modifications.
cy-gb	Rhaid i unrhyw reol neu egwyddor a gymhwysir i’r dehongliad o adran 10 o Ddeddf Prynu Gorfodol 1965 gael ei chymhwyso i’r dehongliad o adran 101(3) gydag unrhyw addasiadau angenrheidiol.

en-gb	 references in that Part to any public works were to authorised works;
cy-gb	 cyfeiriadau yn y Rhan honno at unrhyw “public works” yn gyfeiriadau at waith awdurdodedig;

en-gb	 references in that Part to the responsible authority were to the person for whose benefit the infrastructure order has effect for the time being;
cy-gb	 cyfeiriadau  yn  y  Rhan  honno  at  “the  responsible  authority”  yn gyfeiriadau at y person y mae’r gorchymyn seilwaith yn cael effaith er ei fudd am y tro;

en-gb	 sections 1(6) and 17 were omitted.
cy-gb	 adrannau 1(6) a 17 wedi eu hepgor.

en-gb	An infrastructure consent order cannot include provision the effect of which is to remove or modify the application of section 101.
cy-gb	Ni chaiff gorchymyn cydsyniad seilwaith gynnwys darpariaeth sy’n cael yr effaith o ddileu neu addasu cymhwysiad adran 101.

en-gb	Interpretation
cy-gb	Dehongli

en-gb	Section 102 – Meaning of “land”
cy-gb	Adran 102 – Ystyr “tir”

en-gb	Section 102 provides that, in Part 6, “land” includes any interest in or right over land.
cy-gb	Mae adran 102 yn darparu, yn Rhan 6, fod “tir” yn cynnwys unrhyw fuddiant mewn tir neu unrhyw hawl drosto.

en-gb	Part 7 – Enforcement
cy-gb	Rhan 7 – Gorfodi

en-gb	Part 7 of the Act contains provisions about offences relating to development without infrastructure consent and a breach of, or failure to comply with, the terms of an infrastructure consent order and the ability to serve notices of unauthorised development.
cy-gb	Mae Rhan 7 o’r Ddeddf yn cynnwys darpariaethau ynghylch troseddau sy’n ymwneud  â  datblygu  heb  gydsyniad  seilwaith  a  thorri  telerau  gorchymyn cydsyniad seilwaith, neu fethiant i gydymffurfio â’r telerau hynny, a’r gallu i gyflwyno hysbysiadau datblygiad anawdurdodedig.

en-gb	This Part makes provision about what enforcement tools are available to local authorities and the Welsh Ministers to aid in undertaking enforcement duties, in addition to the time limits within which any enforcement action may be taken.
cy-gb	Mae’r Rhan hon yn gwneud darpariaeth ynghylch pa offerynnau gorfodi sydd ar  gael  i  awdurdodau  lleol  a  Gweinidogion  Cymru  i  gynorthwyo  o  ran ymgymryd â dyletswyddau gorfodi, yn ogystal â’r terfynau amser ar gyfer cymryd unrhyw gamau gorfodi.

en-gb	Offences
cy-gb	Troseddau

en-gb	Section 103 – Development without infrastructure consent
cy-gb	Adran 103 – Datblygu heb gydsyniad seilwaith

en-gb	This section provides that an offence is committed where a person carries out, or causes to be carried out, development which requires infrastructure consent, but at the time, no such consent is in force in respect of the development.
cy-gb	Mae’r adran hon yn darparu bod person yn cyflawni trosedd pan fo person yn cynnal, neu’n peri cynnal, datblygiad y mae cydsyniad seilwaith yn ofynnol ar ei gyfer ar adeg pan na fo cydsyniad o’r fath mewn grym mewn cysylltiad â’r datblygiad.

en-gb	A person may be tried in the magistrates’ court or the Crown Court and where found guilty, will be liable to an unlimited fine.
cy-gb	Gellir rhoi person ar brawf mewn Llys Ynadon neu Lys y Goron, ac os dyfernir y person yn euog, bydd yn agored i ddirwy ddiderfyn.

en-gb	Section 104 – Breach of terms of infrastructure consent order
cy-gb	Adran 104 – Torri telerau gorchymyn cydsyniad seilwaith

en-gb	This section provides that an offence is committed if, without a reasonable excuse, a person carries out, or causes to be carried out, development which is in breach of the terms of an infrastructure consent order or fails to comply with the terms of an infrastructure consent order.
cy-gb	Mae’r adran hon yn darparu y cyflawnir trosedd os yw person, heb esgus rhesymol, yn cynnal, neu’n peri cynnal, datblygiad sy’n torri telerau gorchymyn cydsyniad  seilwaith  neu’n  methu  â  chydymffurfio  â  thelerau  gorchymyn cydsyniad seilwaith.

en-gb	It is a defence for a person charged with an offence under this section to prove the  breach  or  failure  to  comply  only  occurred  because  of  an  error  in  the infrastructure consent order and that the error has been corrected under section 87.
cy-gb	Mae’n amddiffyniad i berson a gyhuddir o drosedd o dan yr adran hon i brofi nad oedd y toriad neu fethiant i gydymffurfio wedi digwydd ond oherwydd gwall yn y gorchymyn cydsyniad seilwaith a bod y gwall wedi ei gywiro o dan adran 87.

en-gb	A person may be tried in the magistrates’ court or the Crown Court and, where found guilty, will be liable to an unlimited fine.
cy-gb	Gellir rhoi person ar brawf mewn Llys Ynadon neu Lys y Goron, ac os dyfernir y person yn euog, bydd yn agored i ddirwy ddiderfyn.

en-gb	Section 105 – Time limits
cy-gb	Adran 105 – Terfynau amser

en-gb	This section sets out time limits for bringing charges in relation to the offences created by sections 103 and 104.
cy-gb	Mae’r  adran  hon  yn  nodi  terfynau  amser  ar  gyfer  cyhuddo  person  mewn perthynas â’r troseddau sydd wedi eu creu gan adrannau 103 a 104.

en-gb	Section 106 – Powers to enter land for enforcement purposes
cy-gb	Adran 106 – Pwerau i fynd ar dir at ddibenion gorfodi

en-gb	This section allows a person authorised by a relevant planning authority or the Welsh Ministers to enter land for the purposes of assessing whether an offence under section 103 or section 104 is being or has been committed.
cy-gb	Mae’r adran hon yn caniatáu i berson sydd wedi ei awdurdodi gan awdurdod cynllunio lleol neu Weinidogion Cymru i fynd ar dir at ddibenion asesu a yw trosedd o dan  adran  103  neu  adran  104  yn  cael  ei  chyflawni neu wedi  ei chyflawni.

en-gb	This powermay be exercised at any reasonable time and only if there are reasonable grounds for entering the land for the purpose in question.
cy-gb	Caniateir i’r pŵer hwn gael ei arfer ar unrhyw adeg resymol a dim ond os oes sail resymol dros fynd ar y tir at y diben o dan sylw.

en-gb	Where a person is authorised to enter land, they must produce evidence of their authorisation to do so and the purpose of entry (if requested) and may take on to the land any other persons considered necessary.
cy-gb	Pan fo person wedi ei awdurdodi i fynd ar dir, rhaid iddo ddangos tystiolaeth o’i awdurdodiad i wneud hynny a diben mynd ar y tir (os gofynnir iddo wneud hynny) a chaiff fynd agunrhyw bersonau eraill sy’n angenrheidiol ar y tir.

en-gb	They must also leave the land effectively secured against trespassers if they leave when no owner or occupier is present.
cy-gb	Rhaid iddo hefyd adael y tir wedi ei ddiogelu’n effeithiol rhag tresmaswyr os yw’n ymadael â’r tir ar adeg pan nad oes perchennog neu feddiannydd yn bresennol.

en-gb	This section also specifies a person authorised to enter land may not demand entry to a building which is used as a dwelling unless 24 hours’ notice of the intended entry is given to every occupier of the building.
cy-gb	Mae’r adran hon hefyd yn pennu na chaiff person sydd wedi ei awdurdodi i fynd ar dir fynnu mynediad i adeilad a ddefnyddir fel annedd oni roddwyd 24 o oriau o rybudd o’r mynediad bwriadedig i holl feddianwyr yr adeilad.

en-gb	Section 107 – Warrant to enter land
cy-gb	Adran 107 – Gwarant i fynd ar dir

en-gb	This section provides that a justice of peace may issue a warrant conferring a power to enter land if the justice of the peace is satisfied that there are reasonable grounds for entering land to assess whether an offence under section 103 or 104 is being, or has been, committed on or in respect of the land and that admission to the land has been refused or is reasonably expected to be refused, or the case is one of urgency.
cy-gb	Mae’r adran hon yn darparu y caiff ynad heddwch ddyroddi gwarant sy’n rhoi pŵer i fynd ar dir os yw’r ynad heddwch wedi ei fodloni bod sail resymol dros fynd ar dir i asesu a yw trosedd o dan adran 103 neu 104 yn cael ei chyflawni, neu wedi ei chyflawni, ar y tir neu mewn cysylltiad â’r tir a bod mynediad i’r tir wedi ei wrthod neu fod gwrthodiad yn cael ei ddisgwyl yn rhesymol, neu fod yr achos yn un brys.

en-gb	An admission to land is to be treated as a refusal if no reply is received to a request for admission within a reasonable period.
cy-gb	Mae mynediad i dir i’w drin fel pe bai wedi ei wrthod os na cheir ateb i gais am fynediad o fewn cyfnod rhesymol.

en-gb	Where a warrant is issued under this section, it can only confer a power to enter land on one occasion and at a reasonable time, unless the case is one of urgency.
cy-gb	Pan ddyroddir gwarant o dan yr adran hon, nid yw’n rhoi pŵer i fynd ar dir ond ar un achlysur yn unig ac ar adeg resymol yn unig, oni fo’r cais yn achos brys.

en-gb	The warrant will cease to have effect 1 month from the day it is issued.
cy-gb	Bydd y warant yn peidio â chael effaith ar ddiwedd un mis o’r dyddiad y’i dyroddir.

en-gb	Where a person is authorised to enter land, they must produce evidence of their authorisation to do so and the purpose of entry, if requested and may take on to the land any other persons considered necessary.
cy-gb	Pan fo person wedi ei awdurdodi i fynd ar dir, rhaid iddo ddangos tystiolaeth o’i awdurdodiad i wneud hynny a diben mynd ar y tir, os gofynnir iddo wneud hynny, a chaiff fynd ag unrhyw bersonau eraill sy’n angenrheidiol ar y tir.

en-gb	They must also leave the land effectively secured against trespassers if they leave when no owner or occupier is present.
cy-gb	Rhaid iddo hefyd adael y tir wedi ei ddiogelu’n effeithiol rhag tresmaswyr os yw’n ymadael â’r tir pan nad oes perchennog neu feddiannydd yn bresennol.

en-gb	Section 108 – Rights of entry: supplementary provisions
cy-gb	Adran 108 – Hawliau mynediad: darpariaethau atodol

en-gb	This section creates an offence where a person intentionally obstructs a person exercising a power of entry under section 106 or 107.
cy-gb	Mae’r adran hon yn creu trosedd pan fo person yn rhwystro’n fwriadol berson sy’n arfer pŵer mynediad o dan adran 106 neu 107.

en-gb	A person may be tried in the magistrates’ court and, where found guilty, will be liable to an unlimited fine.
cy-gb	Gellir rhoi person ar brawf mewn Llys Ynadon, ac os dyfernir y person yn euog, bydd yn agored i ddirwy ddiderfyn.

en-gb	This section also provides that if damage is caused to land or other property in the exercise of the power to enter land, the person suffering the damage may recover compensation from the planning authority who authorised entry, or the Welsh Ministers if they authorised entry.
cy-gb	Mae’r adran hon hefyd yn darparu, os difrodir tir neu eiddo arall wrth arfer y pŵer i fynd ar dir, y caiff y person sy’n dioddef y difrod adennill digollediad oddi   wrth   yr   awdurdod   cynllunio   a   awdurdododd   y   mynediad   neu Weinidogion Cymru os mai hwythau a awdurdododd y mynediad.

en-gb	A claim for compensation under this section must be made in writing within 12 months beginning with the day the damage was caused or the last day damage was caused if it was over a period of more than 1 day.
cy-gb	Rhaid gwneud hawliad am ddigollediad o dan yr adran hon yn ysgrifenedig o fewn 12 mis sy’n dechrau â’r diwrnod yr achoswyd y difrod neu’r diwrnod olaf yr achoswyd y difrod os y digwyddodd hynny dros gyfnod o fwy nag un diwrnod.

en-gb	Any disputes about compensation must be referred to and determined by the Upper Tribunal in accordance with section 4 of the Land Compensation Act 1961.
cy-gb	Rhaid   i   unrhyw   anghydfodau   ynghylch   digollediad   gael   eu hatgyfeirio i’r Uwch Dribiwnlys a’u penderfynu ganddo yn unol ag adran 4 o Ddeddf Digollediad Tir 1961.

en-gb	This section provides that the power to enter land with or without a warrant under sections 106 and 107 does not apply to Crown land.
cy-gb	Mae’r adran hon yn darparu nad yw’r pŵer i fynd ar dir gyda gwarant neu heb warant o dan adrannau 106 a 107 yn gymwys i dir y Goron.

en-gb	Section 110 – Marine enforcement powers
cy-gb	Adran 110 – Pwerau gorfodi morol

en-gb	This section amends the Marine and Coastal Access Act 2009 (“the 2009 Act”) by inserting new section 243A into that Act.
cy-gb	Mae’r adran hon yn diwygio Deddf y Môr a Mynediad i’r Arfordir 2009 (“Deddf 2009”) drwy fewnosod adran newydd 243A yn y Ddeddf honno.

en-gb	New section 243A provides the Welsh Ministers with a powerto appoint persons for the purposes of enforcing the Infrastructure (Wales) Act 2024 in Wales and in the Welsh inshore region (and in relation to any vessel, aircraft or marine structure in this region, with the exception of any British warship).
cy-gb	Mae adran newydd 243A yn darparu pŵer i Weinidogion Cymru i benodi personau at ddibenion gorfodi Deddf Seilwaith (Cymru) 2024 yng Nghymru ac yn rhanbarth glannau Cymru (ac mewn perthynas ag unrhyw lestr, unrhyw awyren neu unrhyw strwythur morol yn y rhanbarth hwn, ac eithrio unrhyw long ryfel Brydeinig).

en-gb	The power gives the Welsh Ministers a wide discretion in who they appoint and gives a person appointed under this section the power under section 263 of the 2009 Act (power to require information relating to substances and objects) as well as the common enforcement powers set out in Chapter 2 of Part 8 of the 2009 Act (common enforcement powers) which include:
cy-gb	Mae’r pŵer yn rhoi disgresiwn eang i Weinidogion Cymru o ran pwy a benodir ganddynt, ac mae’n rhoi i berson a benodir o dan yr adran hon y pŵer o dan adran 263 oDdeddf 2009 (pŵer i wneud gwybodaeth yn ymwneud â sylweddau a gwrthrychau yn ofynnol) yn ogystal â’r pwerau gorfodi cyffredin a nodir ym Mhennod 2 o Ran 8 o Ddeddf 2009 (pwerau gorfodi cyffredin), sy’n cynnwys:

en-gb	 powers of entry, search and seizure,
cy-gb	 pwerau mynediad, chwilio ac ymafael,

en-gb	 powers  to  record  evidence  of  offences  and  to  require  names  and addresses,
cy-gb	 pwerau  i  gofnodi  tystiolaeth  o  droseddau  a’i  gwneud  yn  ofynnol  i bersonau rhoi eu henwau a’u cyfeiriadau,

en-gb	 powers to require the production of licences,
cy-gb	 pwerau i’w gwneud yn ofynnol i ddangos trwyddedau,

en-gb	Information notices
cy-gb	Hysbysiadau Gwybodaeth

en-gb	Section 111 – Power to require information
cy-gb	Adran 111 – Pŵer i wneud gwybodaeth yn ofynnol

en-gb	This section allows the relevant planning authority to serve an information notice on any person who is the owner or occupier of land or has any other interest in it, or who is carrying out operations on the land or using it for any purpose, where they consider an offence under section 103 or section 104 may have been committed on or in respect of land in its area.
cy-gb	Mae’r  adran  hon  yn  caniatáu  i’r awdurdod  cynllunio  perthnasol  gyflwyno hysbysiad gwybodaeth i unrhyw berson sy’n berchen ar y tir neu’n ei feddiannu neu sydd ag unrhyw fuddiant arall ynddo, neu sy’n cynnal gweithrediadau ar y tir neu sy’n ei ddefnyddio at unrhyw ddiben, pan fo’n ystyried y gallai trosedd o danadran 103neu adran 104fodwedi ei chyflawni ar y tir neu mewncysylltiad â’r tir yn ei ardal.

en-gb	It also allows the Welsh Ministers to serve an information notice on any person who is the owner or occupier of land or has any other interest in it, or who is carrying out operations on the land or using it for any purpose, where they consider an offence under section 103 or section 104 may have been committed on or in respect of land in Wales.
cy-gb	Mae hefyd yn caniatáu i Weinidogion Cymru gyflwyno hysbysiad gwybodaeth i unrhyw berson sy’n berchen ar y tir neu’n ei feddiannau neu sydd ag unrhyw fuddiant  arall  ynddo,  neu  sy’n  cynnal  gweithrediadau  ar  y  tir  neu’n  ei ddefnyddio at unrhyw ddiben, pan fônt yn ystyried y gallai trosedd o dan adran 103  neu  adran  104  fod  wedi  ei  cyflawni  ar  dir  yng  Nghymru  neu  mewn cysylltiad â thir yng Nghymru.

en-gb	The Welsh Ministers may also serve an information notice on a person carrying out operations in the Welsh marine area where they suspect an offence to have been committed in or in respect of the Welsh marine area.
cy-gb	Caiff Gweinidogion Cymru hefyd gyflwyno hysbysiad gwybodaeth i berson sy’n cynnal gweithrediadau yn ardal forol Cymru pan fo Gweinidogion Cymru yn amau y gallai trosedd fod wedi ei chyflawni yn ardal forol Cymru neu mewn cysylltiad â hi.

en-gb	This section also prescribes what an information notice must specify and what it may specify and requires the person on whom a notice is served to provide the information specified in the notice so far as they are able to do so.
cy-gb	Mae’r adran hon hefyd yn rhagnodi yr hyn yn mae rhaid ei phennu mewn hysbysiad gwybodaeth ac yn ei gwneud yn ofynnol i’r person y’i cyflwynir iddo roi’r wybodaetha bennir yn yr hysbysiad i’r graddau y gallwneud hynny.

en-gb	The notice must set out the likely consequences for failing to respond.
cy-gb	Rhaid i’r hysbysiad hefyd nodi canlyniadau tebygol methu ag ymateb.

en-gb	Section 112 – Offences of failing to comply with information notices
cy-gb	Adran 112 – Troseddau o fethu â chydymffurfio â hysbysiadau gwybodaeth 

en-gb	This is a summary offence punishable by a fine.
cy-gb	Mae person sy’n euog o’r drosedd hon ar euogfarn ddiannod yn agored i ddirwy.

en-gb	Subsection (5) provides that it is an offence to knowingly or recklessly provide information  which  is  false  or  misleading.
cy-gb	Mae is-adran (5) yn darparu bod person yn cyflawni trosedd os yw’n darparu gwybodaeth y mae’n yn gwybod ei bod yn anwir neu’n gamarweiniol, neu’n gwneud hynny’n ddi-hid.

en-gb	This  is  an  either  way  offence punishable by a fine.
cy-gb	Mae person sy’n euog o’r naill drosedd neu’r llall yn agored i ddirwy.

en-gb	It is possible under this section for a person to be convicted of more than one offence in relation to the same  information notice by reference to different periods.
cy-gb	O dan yr adran hon mae’n bosibl i berson gael ei euogfarnu o fwy nag un drosedd  mewn  perthynas  â’r  un  hysbysiad  gwybodaeth  drwy  gyfeirio  at gyfnodau gwahanol.

en-gb	Notices of unauthorised development
cy-gb	Hysbysiadau datblygiad anawdurdodedig

en-gb	Section 113 – Notice of unauthorised development
cy-gb	Adran 113 – Hysbysiad datblygiad anawdurdodedig

en-gb	This section provides the relevant planning authority or the Welsh Ministers with the power to issue a notice of unauthorised development when a person is found guilty of an offence under sections 103 and 104 in respect of land.
cy-gb	Mae’r  adran  hon  yn  rhoi  pŵer  i’r  awdurdod  cynllunio  perthnasol  neu Weinidogion Cymru i ddyroddi hysbysiad datblygiad anawdurdodedig pan ddyfernir person yn euog o drosedd o dan adrannau 103 a 104 mewn cysylltiad â thir.

en-gb	For offences under section 103, a notice may specify the steps to be taken to remove  the  development  and  restore  the  land  to  its  condition  before  the development  was  carried  out,  which  must  be  undertaken  within  a  period specified in the notice.
cy-gb	Ar gyfer troseddau o dan adran 103, caiff hysbysiad bennu’r camau sydd i’w cymryd i ddileu’r datblygiad ac adfer y tir i’w gyflwr cyn i’r datblygiad gael ei gynnal, a rhaid cymryd y camau hynny cyn diwedd cyfnod a bennir yn yr hysbysiad.

en-gb	For offences under section 104, a notice may require the person onwhoma notice is served to remedy the breach of failure to comply within a period specified in the notice.
cy-gb	Ar gyfer troseddau o dan adran 104, caiff hysbysiad ei gwneud yn ofynnol i’r person y cyflwynir hysbysiad iddounioni’rtoriadneu’rmethiant i gydymffurfio cyn diwedd cyfnod a bennir yn yr hysbysiad.

en-gb	Where a notice of unauthorised development is served, this section specifies the notice may specify different periods for taking different steps.
cy-gb	Pan gyflwynir hysbysiad datblygiad anawdurdodedig, mae’r adran hon yn pennu y caiff yr hysbysiad bennu cyfnodau gwahanol ar gyfer cymryd camau gwahanol.

en-gb	This section also provides the Welsh Ministers power to make regulations which may  prescribe  additional  matters  which  must  be  specified  in  a  notice  of unauthorised development.
cy-gb	Mae’r  adran  hon  hefyd  yn  darparu  pŵer  i  Weinidogion  Cymru  i  wneud rheoliadau a gaiff bennu materion ychwanegol y mae rhaid eu pennu mewn hysbysiad datblygiad anawdurdodedig.

en-gb	Compliance with notices of unauthorised development
cy-gb	Cydymffurfio â hysbysiadau datblygiad anawdurdodedig

en-gb	Section 114 – Order to permit steps required by notice of unauthorised development
cy-gb	Adran 114 – Gorchymyn i ganiatáu camau sy’n ofynnol gan hysbysiad datblygiad anawdurdodedig

en-gb	This section allows the owner of land to apply foran order to a magistrates’ court to require another person with an interest in the land to permit the owner to take such steps as required by a notice of unauthorised development.
cy-gb	Mae’r adran hon yn caniatáu i berchennog tir wneud cais i Lys Ynadon am orchymyn sy’n ei gwneud yn ofynnol i berson arall a chanddo fuddiant yn y tir ganiatáu i’r perchennog gymryd y camau hynny sy’n ofynnol gan hysbysiad datblygiad anawdurdodedig.

en-gb	Where  the  court  is  satisfied  that  a  person  with  an  interest  in  the  land  is preventing the owner from taking such steps, the court may make an order.
cy-gb	Pan fo’r llys wedi ei fodloni bod person a chanddo fuddiant yn y tir yn atal y perchennog rhag cymryd y camau hynny, caiff y llys wneud gorchymyn.

en-gb	Section 115 – Power to enter land and take steps required by notice of unauthorised development
cy-gb	Adran 115 – Pŵer i fynd ar dir a chymryd camau sy’n ofynnol gan hysbysiad datblygiad anawdurdodedig

en-gb	This section provides that where any steps required to be taken by a notice of unauthorised development have not been taken within the period specified in the  notice,  the  planning  authority  who  issued  the  notice  of  unauthorised development, or the Welsh Ministers if they issued the notice, may enter the land to  which  the  notice  relates  at  any  reasonable  time  and  take  the  step(s) themselves.
cy-gb	Mae’r adran hon yn darparu, pan fo unrhyw gamau y mae’n ofynnol eu cymryd gan  hysbysiad  datblygiad  anawdurdodedig  heb  eu  cymryd  cyn  diwedd  y cyfnod a bennir yn yr hysbysiad, y caiff yr awdurdod cynllunio a ddyroddodd yr hysbysiad datblygiad anawdurdodedig, neu Weinidogion Cymru, os mai hwythau  a ddyroddodd yr hysbysiad, fynd ar y tir y mae’r hysbysiad yn ymwneud ag ef ar unrhyw adeg resymol a chymryd y cam neu’r camau ei hun neu eu hunain.

en-gb	A person who intentionally obstructs a person exercising their power under this section commits an offence.
cy-gb	Mae person sy’n rhwystro’n fwriadol berson sy’n arfer pŵer o dan yr adran hon yn cyflawni trosedd.

en-gb	Section 116 – Recovery of costs of compliance with notice of unauthorised development
cy-gb	Adran 116 – Adennill costau cydymffurfio â hysbysiad datblygiad anawdurdodedig

en-gb	This section provides that where a relevant planning authority or the Welsh Ministers exercise the power under section 115, they may recover their costs from a person who is then the owner of the land.
cy-gb	Mae’r  adran  hon  yn  darparu,  pan  fo  awdurdod  cynllunio  perthnasol  neu Weinidogion Cymru yn arfer y pŵer o dan adran 115, y caiff yr awdurdod cynllunio neu Weinidogion Cymru adennill ei gostau neu eu costau oddi wrth berson sydd ar y pryd yn berchennog ar y tir.

en-gb	Any costs recoverable are, until recovered, to be a charge on the land to which the notice of unauthorised development relates and takes effect as a local land charge at the beginning of the day after the day the planning authority or the Welsh Ministers completes the step(s) specified in the notice of unauthorised development to which the costs relate.
cy-gb	Mae unrhyw gostau y gellir eu hadennill, hyd nes iddynt gael eu hadennill, yn bridiant ar y tir y mae’r hysbysiad datblygiad anawdurdodedig yn ymwneud ag ef ac yn cymryd effaith fel pridiant tir lleol ar ddechrau’r diwrnod ar ôl y diwrnod y mae’r awdurdod cynllunio neu Weinidogion Cymru yn cwblhau’r cam neu’r camau a bennir yn yr hysbysiad datblygiad anawdurdodedig y mae’r costau’n ymwneud ag ef.

en-gb	This section also specifies materials may be removed from the land when taking steps required by a notice of unauthorised development and where the owner of the materials does not claim them and take them away within 3 days beginning the day after they are removed, the materials may be sold.
cy-gb	Mae’r adran hon hefyd yn pennu y caniateir symud ymaith ddeunyddiau o dir wrth gymryd camau sy’n ofynnol gan hysbysiad datblygiad anawdurdodedig a phan na fo perchennog y deunyddiau yn hawlio’r deunyddiau ac yn mynd â hwy i ffwrdd o fewn 3 diwrnod gan ddechrau drannoeth y diwrnod y’i symudir ymaith, caniateir gwerthu’r deunyddiau.

en-gb	If materials are sold, the proceeds must be paid to the person who owned the materials, after deducting any recoverable costs.
cy-gb	Os caiff y deunyddiau eu gwerthu, rhaid talu’r enillion i’r person a oedd yn berchen ar y deunyddiau, ar ôl didynnu unrhyw gostau y gellir eu hadennill.

en-gb	Costs may not be recovered under this section from the Crown.
cy-gb	Ni chaniateir adennill costau o dan yr adran hon oddi wrth y Goron.

en-gb	Temporary stop notices
cy-gb	Hysbysiadau stop dros dro

en-gb	Section 117 – Power to issue temporary stop notice
cy-gb	Adran 117 – Pŵer i ddyroddi hysbysiad stop dros dro

en-gb	This section provides the power for a relevant planning authority to issue a temporary stop notice in relation to land in their area where they consider an activity has been, or is being carried out, which constitutes an offence under section 103 or section 104 and the activity ought to be stopped immediately.
cy-gb	Mae’r adran hon yn darparu’r pŵer i awdurdod cynllunio perthnasol ddyroddi hysbysiad stop dros dro mewn perthynas â thir yn ei ardal lle y mae’n ystyried bod gweithgarwch wedi cael ei gynnal neu yn cael ei gynnal sy’n drosedd o dan adran 103 neu adran 104 ac y dylai’r gweithgarwch gael ei stopio ar unwaith.

en-gb	The power to issue a temporary stop notice does not extend to the Welsh Ministers.
cy-gb	Nid   yw’r   pŵer   i   ddyroddi   hysbysiad   stop   dros   dro   yn   rhychwantu Gweinidogion Cymru.

en-gb	This section also prescribes what must be specified in a temporary stop notice, who a temporary stop notice may be given to and how such notices must be displayed.
cy-gb	Mae’r adranhon hefyd yn rhagnodi’rhyn y mae rhaid ei bennu mewnhysbysiad stop dros dro, i bwy y caniateir rhoi hysbysiad stop dros dro a sut y mae rhaid arddangos yr hysbysiadau hynny.

en-gb	Section 118 – Restrictions on power to issue temporary stop notice
cy-gb	Adran 118 – Cyfyngiadau ar bŵer i ddyroddi hysbysiad stop dros dro

en-gb	This section provides that a temporary stop may not prohibit the use of a building as a dwelling and any activity or circumstances which may be specified in regulations.
cy-gb	Mae’r  adran  hon  yn  darparu  na  chaiff  hysbysiad  stop  dros  dro  wahardd defnyddio adeilad fel annedd nac unrhyw weithgarwch neu amgylchiadau a bennir mewn rheoliadau.

en-gb	Temporary stop notices may also not prohibit any activity which has been carried out, or is being carried out, for at least 4 years before the date on which a temporary stop notice is first displayed, with the exception of an activity consisting of, or incidental to, building, engineering, mining or other operations, or the deposit of waste.
cy-gb	Ni chaiff hysbysiadau stop dros dro ychwaith wahardd unrhyw weithgarwch sydd wedi ei gynnal, neu sy’n cael ei gynnal, am o leiaf 4 blynedd cyn y dyddiad yr arddangosir hysbysiad stop dros dro am y tro cyntaf, ac eithrio gweithgarwch sy’n weithrediadau adeiladu, peiriannu neu fwyngloddio neu’n weithrediadau eraill, neu sy’n ddeilliadol i hynny, neu waredu gwastraff.

en-gb	Section 119 – Duration etc. of temporary stop notice
cy-gb	Adran 119 – Hyd etc. hysbysiad stop dros dro

en-gb	This section provides that a temporary stop notice takes effect when a copy of the notice is first displayed and ceases to have effect at the end of a period of 28 days, beginning on the date it is first displayed, unless a shorter period is specified in the notice or the court grants an injunction under section 122.
cy-gb	Mae’r adran hon yn darparu bod hysbysiad stop dros dro yn cymryd effaith pan arddangosir copi ohono am y tro cyntaf ac yn peidio â chael effaith ar ddiwedd cyfnod o 28 o ddiwrnodau, sy’n dechrau ar y dyddiad y’i arddangosir am y tro cyntaf, oni bai bod cyfnod byrrach wedi ei bennu yn yr hysbysiad neu fod y llys yn caniatáu gwaharddeb o dan adran 122.

en-gb	This section also specifies that if the relevant planning authority withdraws the notice before the end of the period for which it would otherwise have effect, the notice ceases to have effect when it is withdrawn.
cy-gb	Mae’r adran hon hefyd yn pennu, os yw’r awdurdod cynllunio perthnasol yn tynnu’r hysbysiad yn ôl cyn diwedd y cyfnod y byddai fel arall yn cael effaith ar ei gyfer, bod yr hysbysiad yn peidio â chael effaith pan gaiff ei dynnu’n ôl.

en-gb	Where a temporary stop notice is issued, this section prevents the relevant planning authority from issuing a second or subsequent notice in respect of the same  activity,  unless  the  authority  has  issued  a  notice  of  unauthorised development or issued an injunction.
cy-gb	Pan ddyroddir hysbysiad stop dros dro, mae’r adran hon yn atal yr awdurdod cynllunio perthnasol rhag dyroddi ail hysbysiad stop na hysbysiad stop dilynol mewn cysylltiad  â’r un gweithgarwch,  oni  fo’r awdurdod wedi  dyroddiad hysbysiad datblygiad anawdurdodedig neu waharddeb.

en-gb	Section 120 – Offence of breaching temporary stop notice
cy-gb	Adran 120 – Y drosedd o dorri hysbysiad stop dros dro

en-gb	This section provides that an offence is committed where a person carries out an activity prohibited by a temporary stop notice at any time when such a notice has effect.
cy-gb	Mae’r adran hon yn darparu bod person yn cyflawni trosedd pan fo person yn cynnal gweithgarwch sydd wedi ei wahardd gan hysbysiad stop dros dro ar unrhyw adeg pan fydd hysbysiad o’r fath yn cael effaith.

en-gb	However, it is a defence for a person to prove that a copy of the notice was not served on them and that they did not know, and could not reasonably have been expected to know, of the existence of the temporary stop notice.
cy-gb	Fodd bynnag, mae’n amddiffyniad i berson brofi na chyflwynwyd copi o’r hysbysiad iddo ac nad oedd yn gwybod, ac na ellid bod wedi disgwyl yn rhesymol iddo wybod, am fodolaeth yr hysbysiad stop dros dro.

en-gb	It is also possible under this section for a person to be convicted of more than one offence in relation to the same temporary stop notice by reference to different periods.
cy-gb	Mae hefyd yn bosibl o dan yr adran hon i berson gael ei euogfarnu o fwy nag un drosedd mewn perthynas â’r un hysbysiad stop dros dro drwy gyfeirio at gyfnodau gwahanol.

en-gb	Section 121 – Compensation for loss due to notice
cy-gb	Adran 121 – Digollediad am golled o ganlyniad i hysbysiad

en-gb	This section provides that where an activity specified in a temporary stop notice is authorised by aninfrastructure consent order granted before the day thenotice takes effect, or the relevant planning authority withdraws the notice, any person with an interest in land to which a temporary stop notice relates may make a claim for compensation to the relevant planning authority within 12 months for any loss or damage suffered by the person that is directly attributable to the notice.
cy-gb	Mae’r adran hon yn darparu, pan fo gweithgarwch a bennir mewn hysbysiad stop  dros  dro  wedi  ei  awdurdodi  drwy  orchymyn  cydsyniad  seilwaith  a roddwyd cyn y diwrnod y mae’r hysbysiad yn cymryd effaith, neu pan fo’r awdurdod cynllunio perthnasol yn tynnu’r hysbysiad yn ôl, y caiff unrhyw berson a chanddo fuddiant yn y tir y mae hysbysiad stop dros dro yn ymwneud ag ef wneud hawliad i gael ei ddigolledu gan yr awdurdod cynllunio perthnasol o fewn 12 mis am unrhyw golled neu ddifrod a ddioddefir gan y person y gellir ei phriodoli neu ei briodoli’n uniongyrchol i effaith yr hysbysiad.

en-gb	This section does not apply to any activity specified in the notice which is authorised by an infrastructure consent order granted on or after the day a temporary  stop  notice  takes  effect,  or  if  the  relevant  planning  authority withdraws a notice after the grant of a consent.
cy-gb	Nid yw’radranhon yn gymwys i unrhyw weithgarwch a bennir yn yr hysbysiad sydd wedi ei awdurdodi drwy orchymyn cydsyniad seilwaith a roddir ar y diwrnod y mae’r hysbysiad stop dros dro yn cymryd effaith neu ar ôl hynny, nac os yw’r awdurdod cynllunio perthnasol yn tynnu hysbysiad yn ôl ar ôl i gydsyniad gael ei roi.

en-gb	This section also specifies the circumstances in which compensation is not payable.
cy-gb	Mae’r adran hon hefyd yn pennu’r amgylchiadau lle nad yw digollediad yn daladwy.

en-gb	Section 122 – Injunction to restrain prohibited activity
cy-gb	Adran 122 – Gwaharddeb i atal gweithgarwch gwaharddedig

en-gb	This section provides that a relevant planning authority or the Welsh Ministers may apply to the High Court or county court for an injunction to restrain an actual or expected activity which constitutes an offence under either section 103 or section 104.
cy-gb	Mae’r  adran  hon  yn  darparu  y  caiff  awdurdod  cynllunio  perthnasol  neu Weinidogion Cymru wneud cais i’r Uchel Lys neu’r llys sirol am waharddeb sy’n atal gweithgarwch gwirioneddol neu ddisgwyliedig sy’n drosedd o dan naill ai adran 103 neu adran 104.

en-gb	The relevant planning authority may apply for an injunction in relation to land in its area, and the Welsh Ministers may apply for an injunction in relation to land in Wales.
cy-gb	Caiff yr awdurdod cynllunio perthnasol wneud cais am waharddeb mewn perthynas â thir yn ei ardal, a chaiff Gweinidogion Cymru wneud cais am waharddeb mewn perthynas â thir yng Nghymru.

en-gb	The court may grant an injunction on any terms it considers appropriate for the purpose of restraining such activity.
cy-gb	Caiff y llys roi gwaharddeb ar unrhyw delerau y mae’n ystyried eu bod yn briodol  at  ddiben  atal  y  gweithgarwch  hwnnw.

en-gb	An injunction may not be issued under this section against the Crown.
cy-gb	Ni  chaniateir  dyroddi gwaharddeb o dan yr adran hon yn erbyn y Goron.

en-gb	Section 123 – Meaning of “relevant planning authority”
cy-gb	Adran 123 – Ystyr “awdurdod cynllunio perthnasol”

en-gb	This section specifies who a relevant planning authority is for the purposes of Part 7 of the Act.
cy-gb	Mae’r  adran  hon  yn  pennu  pwy  sy’n  awdurdod  cynllunio  perthnasol  at ddibenion Rhan 7 o’r Ddeddf.

en-gb	Part 8 – Supplementary functions
cy-gb	Rhan 8 – Swyddogaethau atodol

en-gb	Part 8 of the Act provides a number of supplementary functions, mainly for the Welsh Ministers, to facilitate the operation of the system established by the Act and to give the Welsh Ministers powers to make regulations to apply fees, adjust the system by disapplying its requirements or making special provision for applications by the Crown (which includes Crown offices and bodies).
cy-gb	Mae Rhan 8 o’r Ddeddf yn darparu nifer o swyddogaethau atodol, ar gyfer Gweinidogion Cymru yn bennaf, i hwyluso gweithrediad y system a sefydlir gan y Ddeddf ac i roi pwerau i Weinidogion Cymru i wneud rheoliadau ar gyfer codi ffioedd, addasu’r system drwy ddatgymhwyso ei gofynion neu wneud darpariaeth arbennig argyfer ceisiadau gan y Goron (gan gynnwys swyddfeydd y Goron a chyrff y Goron).

en-gb	Fees
cy-gb	Ffioedd

en-gb	Section 124 – Fees for performance of infrastructure consent functions and services
cy-gb	Adran 124 – Ffioedd am gyflawni swyddogaethau a darparu gwasanaethau cydsyniad seilwaith

en-gb	This section provides the Welsh Ministers power to make regulations in relation to  the  charging  of  fees  by  a  specified  public  authority  for  performing  an infrastructure consent function and forthe provision of aninfrastructure consent service.
cy-gb	Mae’r adran hon yn darparu pŵer i Weinidogion Cymru i wneud rheoliadau mewn  cysylltiad  â  chodi  ffioedd  gan  awdurdod  cyhoeddus  penodedig  am gyflawni  swyddogaeth  cydsyniad  seilwaith  ac  am  ddarparu  gwasanaeth cydsyniad seilwaith.

en-gb	The regulations may confer a function on any person and may provide for the amounts of fees to be calculated by reference to costs incurred in the performance of any infrastructure consent function.
cy-gb	Caiff y rheoliadau roi swyddogaeth i unrhyw berson a darparu bod symiau ffioedd i’w cyfrifo drwy gyfeirio at y costau yr eir iddynt wrth gyflawni unrhyw swyddogaeth cydsyniad seilwaith.

en-gb	The regulations may make provisions about (among other things): 
cy-gb	Caiff y rheoliadau wneud darpariaethau ynghylch y canlynol (ymhlith pethau eraill):

en-gb	 what may, and may not, be taken into account in calculating the amount charged;
cy-gb	 yr hyn y caniateir, a’r hyn na chaniateir, ei ystyried wrth gyfrifo’r swm a godir;

en-gb	 who is liable to pay a fee charged;  to whom fees are to be paid;
cy-gb	 pwy sy’n agored i dalu ffi a godir;  i bwy y telir ffioedd;

en-gb	 when a fee charged is payable;  the recovery of fees charged;
cy-gb	 pryd y mae ffi a godir yn daladwy;  adennill ffioedd a godir;

en-gb	 waiver, reduction or repayment of fees;
cy-gb	 ildio, lleihau neu ad-dalu ffioedd;

en-gb	 the effect of paying or failing to pay fees charged;
cy-gb	 effaith talu neu fethu â thalu ffioedd a godir;

en-gb	 the transfer of fees payable to one person to another person;
cy-gb	 trosglwyddo ffioedd sy’n daladwy i un person i berson arall;

en-gb	 the  supply  or  publication  of  information  for  any  purpose  of  the regulations.
cy-gb	 cyflenwi neu gyhoeddi gwybodaeth at unrhyw un neu ragor o ddibenion y rheoliadau.

en-gb	Right of entry
cy-gb	Hawl mynediad

en-gb	Section 125 – Powers of entry to survey land
cy-gb	Adran 125 – Pwerau mynediad i gynnal arolwg o dir

en-gb	This section provides a power for a person with authorisation from Welsh Ministers to enter land for the purposes of surveying or taking levels of that land in connection with:
cy-gb	Mae’r  adran  hon  yn  darparu  pŵer  i  berson  sydd  wedi  ei  awdurdodi  gan Weinidogion Cymru i fynd ar dir at ddibenion cynnal arolwg o dir neu gymryd lefelau ohono, mewn cysylltiad â:

en-gb	 an application for infrastructure consent (or a proposed application);
cy-gb	 cais am gydsyniad seilwaith (neu gais arfaethedig);

en-gb	 an   infrastructure   consent   order   that   authorised   the   compulsory acquisition of that land or an interest in it or a right over it.
cy-gb	 gorchymyn cydsyniad seilwaith sy’n awdurdodi caffael yn orfodol y tir hwnnw neu fuddiant ynddo neu hawl drosto.

en-gb	This section requires an authorised person entering land to produce evidence of that authorisation, if requested, provide notice of intended entry if the land is occupied and comply with any conditions set out in the authorisation.
cy-gb	Mae’r adran hon yn ei gwneud yn ofynnol i berson a awdurdodir sy’n mynd ar dir i ddangos tystiolaeth o’r awdurdodiad hwnnw, os gofynnir iddo wneud hynny, rhoi hysbysiad o’r bwriad i fynd ar dir os yw’r tir wedi ei feddiannu a chydymffurfio ag unrhyw amodau a nodir yn yr awdurdodiad.

en-gb	An authorised person may also take any other persons that are necessary on to the land and must, if leaving the land when no owner or occupier is present, leave it as effectively secured against trespassers as they found it.
cy-gb	Caiff person sydd   wedi   ei   awdurdodi   hefyd  fynd  ag  unrhyw   bersonau   eraill   sy’n angenrheidiol  ar  y  tir  a  rhaid  iddo,  os  yw’n  ymadael  â’r  tir  pan  nad  oes perchennog neu feddiannydd yn bresennol, ei adael wedi ei ddiogelu yr un mor effeithiol rhag tresmaswyr ag yr oedd pan aeth arno.

en-gb	Authorisation to survey land also includes the right to search and bore to determine the nature of soil or presence of minerals if prior notice of this intention has been provided.
cy-gb	Mae awdurdodiad i gynnal arolwg o dir hefyd yn cynnwys yr hawl i chwilio a thurio i ganfod natur y pridd neu i ganfod a oes mwynau yn bresennol os rhoddwyd hysbysiad ymlaen llaw o’r bwriad hwn.

en-gb	This section provides that an offence is committed if a person authorised to enter land is intentionally obstructed from doing so.
cy-gb	Mae’r adran hon yn darparu bod person yn cyflawni trosedd os yw’r person yn rhwystro’n fwriadol berson a awdurdodir i fynd ar dir rhag gwneud hynny.

en-gb	Compensation for any damage caused to the land or property may be recovered from the person authorised to enter the land.
cy-gb	Caniateir adennill digollediad am unrhyw ddifrod a achosir i dir neu eiddo oddi wrth y person a awdurdodir i fynd ar y tir.

en-gb	This section provides that the powers set out in section 125 also apply to Crown land, subject to the person exercising the power gaining permission to enter the land from the person who appears  to have the authority  to give it or the appropriate Crown authority (which is defined in section 134).
cy-gb	Mae’r adran hon yn darparu bod y pwerau a nodir yn adran 125 hefyd yn gymwys i dir y Goron, yn ddarostyngedig i’r person sy’n arfer y pŵer yn cael caniatâd i fynd ar y tir oddi wrth y person yr ymddengys fod ganddo’r hawl i’w roi neu awdurdod priodol y Goron (a ddiffinnir yn adran 134).

en-gb	This section also provides that specified subsections of section 125 do not apply in relation to Crown Land.
cy-gb	Mae’r adran hon hefyd yn darparu nad yw is-adrannau penodedig o adran 125 yn gymwys mewn perthynas â Thir y Goron.

en-gb	Infrastructure policy statements
cy-gb	Datganiadau polisi Seilwaith

en-gb	Section 127 – Infrastructure policy statements
cy-gb	Adran 127 – Datganiadau polisi seilwaith

en-gb	This section gives Welsh Minsters the power, by notice, to designate a document as an infrastructure policy statement, if it is a document issued by the Welsh Ministers and sets out a policy to guide decision making in relation to significant infrastructure projects.
cy-gb	Mae’r adran hon  yn  rhoi’r pŵer i Weinidogion  Cymru,  drwy hysbysiad, i ddynodi dogfen yn ddatganiad polisi seilwaith, os yw’n ddogfen a ddyroddir gan  Weinidogion  Cymru  ac  yn  nodi  polisi  i  lywio’r  broses  o  wneud penderfyniadau mewn perthynas â phrosiectau seilwaith arwyddocaol.

en-gb	The Welsh Ministers may withdraw the designation of a document as an infrastructure policy statement by notice in writing.
cy-gb	Caiff Gweinidogion Cymru dynnu yn ôl ddynodiad dogfen yn ddatganiad polisi seilwaith  drwy  hysbysiad ysgrifenedig.

en-gb	Subsection (4) requires the Welsh Ministers to publish and lay before Senedd Cymru each notice designating a document as an infrastructure policy statement and each notice of withdrawal of the designation of a document as an infrastructure policy statement.
cy-gb	Mae is-adran  (4)  yn  ei  gwneud yn ofynnol i Weinidogion Cymru gyhoeddi a gosod gerbron Senedd Cymru bob hysbysiad sy’n dynodi dogfen yn ddatganiad polisi seilwaith a phob hysbysiad am dynnu yn ôl ddynodiad dogfen yn ddatganiad polisi seilwaith.

en-gb	Subsections (5) and (6) further require the Welsh Ministers to lay any document designated as an infrastructure policy statement before the Senedd and to publish it, if they have not done so previously.
cy-gb	Mae is-adrannau (5) a (6) hefyd yn ei gwneud yn ofynnol i Weinidogion Cymru osod unrhyw ddogfen a ddynodir yn ddatganiad polisi seilwaith gerbron y Senedd a’i chyhoeddi, os nad ydynt wedi gwneud hynny yn flaenorol.

en-gb	The significance of a document being designated under this section is that an examining authority or the Welsh Ministers (as the case may be) must decide an application  for  infrastructure  consent  by  having  regard  to  any  relevant infrastructure policy statement (see section 56(1)).
cy-gb	Arwyddocâd dynodi dogfen yn ddatganiad polisi seilwaith o dan yr adran hon yw  bod  rhaid  i’r  awdurdod  archwilio  neu  Weinidogion  Cymru  (yn  ôl  y digwydd) benderfynu ar gais am gydsyniad seilwaith drwy roi sylw i unrhyw ddatganiad polisi seilwaith perthnasol (gweler adran 56(1)).

en-gb	Register of applications and pre-application services
cy-gb	Cofrestr o geisiadau a gwasanaethau cyn gwneud cais

en-gb	Section 128 requires the Welsh Ministers to maintain a register of:
cy-gb	Mae adran 128 yn ei gwneud yn ofynnol i Weinidogion Cymru gynnal cofrestr o:

en-gb	 applications for infrastructure consent;
cy-gb	 ceisiadau am gydsyniad seilwaith;

en-gb	The Welsh Ministers must include details in the register of valid applications, requests for pre-application services and pre-application services provided.
cy-gb	Rhaid i Weinidogion Cymru gynnwys manylion yn y gofrestr o geisiadau dilys, ceisiadau am wasanaethau cyn gwneud cais a’r gwasanaethau cyn gwneud cais a ddarperir.

en-gb	The register must be published (subsection (5)).
cy-gb	Rhaid cyhoeddi’r gofrestr (is-adran (5)).

en-gb	The  Welsh  Ministers  may,  by  regulations,  require  a  planning  authority  to maintain a register of the applications for infrastructure consent in its area, of applications for pre-application services received by the planning authority and of any pre-application services provided by the authority (subsection (6)).
cy-gb	Caiff Gweinidogion Cymru, drwy reoliadau, ei gwneud yn ofynnol i awdurdod cynllunio  gynnal  cofrestr  o  geisiadau  am  gydsyniad  seilwaith  yn  ei  ardal, ceisiadau am wasanaethau cyn gwneud cais y mae’r awdurdod cynllunio wedi eu  cael  ac  unrhyw  wasanaethau  cyn  gwneud  cais  a  ddarparwyd  gan  yr awdurdod (is-adran (6)).

en-gb	The Welsh Ministers may, by regulations, also require Natural Resources Wales to  maintain  a  register  of  applications  that  they  receive  for  pre-application services, as well as any pre-application services provided by them in respect of an application.
cy-gb	Caiff Gweinidogion Cymru, drwy reoliadau, ei gwneud yn ofynnol hefyd i Gyfoeth  Naturiol  Cymru  gynnal  cofrestr  o  geisiadau  y  mae’n  eu  cael  am wasanaethau cyn gwneud cais, yn ogystal ag unrhyw wasanaethau cyn gwneud cais a ddarparwyd ganddo mewn cysylltiad â chais.

en-gb	Subsection (8) enables the Welsh Ministers to make regulations in relation to the form, content of any register required by or under the section and may make other provision in respect of public access to documents relating to entries in the register or the timing of entries.
cy-gb	Mae  is-adran  (8)  yn  galluogi  Gweinidogion  Cymru  i  wneud  rheoliadau ynghylch ffurf a cynnwys unrhyw gofrestr sy’n ofynnol ei chynnal gan yr adran neu odani a chaiff wneud darpariaeth arall mewn cysylltiad â mynediad gan y cyhoedd i ddogfennau sy’n ymwneud â chofnodion yn y gofrestr neu amseriad cofnodion.

en-gb	Statutory consultees
cy-gb	Ymgyngoreion statudol

en-gb	Section 129 – Power to consult and duty to respond to consultation
cy-gb	Adran 129 – Pŵer i ymgynghori a dyletswydd i ymateb i ymgynghoriad

en-gb	Section 129 gives a power to the Welsh Ministers or an examining authority to consult a public authority specified in regulations as part of the examination process with the result that the authority has a duty to give a substantive response to that consultation within a specified timeframe.
cy-gb	Mae adran 129 yn rhoi pŵer i Weinidogion Cymru neu awdurdod archwilio i ymgynghori ag awdurdod cyhoeddus a bennir mewn rheoliadau fel rhan o’r broses archwilio, ac o ganlyniad mae dyletswydd ar yr awdurdod i roi ymateb o sylwedd i’r ymgynghoriad hwnnw o fewn cyfnod penodedig.

en-gb	Regulations may make provision about such consultations.
cy-gb	Caiff rheoliadau wneud darpariaeth ynghylch ymgynghoriadau o’r fath.

en-gb	Welsh Ministers’ directions
cy-gb	Cyfarwyddydau Gweinidogion Cymru

en-gb	Section 130 – Directions to public authorities
cy-gb	Adran 130 – Cyfarwyddydau i awdurdodau cyhoeddus

en-gb	Section  130  allows  the  Welsh  Ministers  to  give  a  direction  to  a  planning authority, Natural Resources Wales or a devolved Welsh authority specified in regulations, to do things in respect of an application.
cy-gb	Mae adran 130 yn caniatáu i Weinidogion Cymru roi cyfarwyddyd i awdurdod cynllunio, Cyfoeth Naturiol Cymru neu awdurdod Cymreig datganoledig a bennir mewn rheoliadau, i wneud pethau mewn perthynas â chais.

en-gb	Subsection (3) provides that directions may relate to specific applications or authorities or to applications or authorities generally.
cy-gb	Mae is-adran (3) yn darparu y caiff cyfarwyddydau ymwneud â cheisiadau penodol  neu  awdurdodau  penodol  neu  i  geisiadau  neu  awdurdodau  yn gyffredinol.

en-gb	Regulations may make provision for or in connection with the recovery of costs incurred by public authorities for things done pursuant to a direction of the Welsh Ministers (subsection (4)).
cy-gb	Caiff  rheoliadau  wneud  darpariaeth  ar  gyfer  adennill  costau,  neu  mewn cysylltiad ag adennill costau, y mae awdurdodau cyhoeddus wedi mynd iddynt am bethau a wneir yn unol â chyfarwyddyd gan Weinidogion Cymru (is-adran (4)).

en-gb	Section 131 – Power to disapply requirements
cy-gb	Adran 131 – Pŵer i ddatgymhwyso gofynion

en-gb	Under section 131 the Welsh Ministers may make regulations giving the Welsh Ministers power to direct that requirements imposed by, under or by virtue of this Act may be disapplied in a case specified in the direction.
cy-gb	O dan adran 131 caiff Gweinidogion Cymru wneud rheoliadau sy’n rhoi pŵer i Weinidogion Cymru i gyfarwyddo y caniateir datgymhwyso gofynion a osodir gan y Ddeddf hon, odani neu yn ei rhinwedd  mewn achos a bennir yn y cyfarwyddyd.

en-gb	The  regulations  must  specify  the  requirements  that  may  be  disapplied  by direction and impose a duty on the Welsh Ministers to publish any direction and to lay a statement about the direction before Senedd Cymru explaining its effect and why it was made.
cy-gb	Rhaid  i’r  rheoliadau  bennu’r  gofynion  y  caniateir  eu  datgymhwyso  gan gyfarwyddyd a gosod dyletswydd ar Weinidogion Cymru i gyhoeddi unrhyw gyfarwyddyd a gosod datganiad ynghylch y cyfarwyddyd gerbron Senedd Cymru yn egluro ei effaith a pham y’i gwnaed.

en-gb	Regulations about Crown applications
cy-gb	Rheoliadau ar geisiadau’r Goron

en-gb	Section 132 – Applications by the Crown
cy-gb	Adran 132 – Ceisiadau gan y Goron

en-gb	Section 132 provides the Welsh Ministers with the power to make regulations which may modify or exclude any enactments in relation to applications made by the Crown for infrastructure consent or to change or revoke an infrastructure consent order.
cy-gb	Mae adran 132 yn darparu pŵer i Weinidogion Cymru i wneud rheoliadau a gaiff addasu neu eithrio unrhyw ddeddfiadau mewn perthynas â cheisiadau a wneir  gan  y  Goron  am  gydsyniad  seilwaith  neu  i  newid  neu  ddirymu gorchymyn cydsyniad seilwaith.

en-gb	c.   the decision-making process for such an application.
cy-gb	c.   y broses o wneud penderfyniad ar gyfer cais o’r fath.

en-gb	Part 9 – General provisions
cy-gb	Rhan 9 – Darpariaethau cyffredinol

en-gb	Part 9 of the Act contains general provisions which relate to multiple parts or all of the Act.
cy-gb	Mae Rhan 9 o’r Ddeddf yn cynnwys darpariaethau cyffredinol sy’n ymwneud â mwy nag un rhan o’r Ddeddf neu’r Ddeddf gyfan.